







Transcriber's Notes:

    Italic text is denoted by _underscores_.

    Notation for whole and fractional part is 55-416/1000

       *       *       *       *       *




    SENATE......               ......No. 59.
    ========================================

                     REPORT

                     ON THE


           HOOSAC TUNNEL AND TROY AND


             GREENFIELD RAILROAD,


                     BY THE


            JOINT STANDING COMMITTEE


                       OF


                      1866.


                     -----


                     BOSTON:

        WRIGHT & POTTER, STATE PRINTERS,

               NO. 4 SPRING LANE.

                      1867.




Commonwealth of Massachusetts.

Hon. JOSEPH A. POND, _President of the Senate_.

SIR:--I herewith transmit to the legislature the Report of the Joint
Standing Committee of 1866 on the Hoosac Tunnel and Troy and Greenfield
Railroad.

      I am very respectfully
          Your obedient servant,

            TAPPAN WENTWORTH, _Chairman_.




REPORT.


The Joint Standing Committee of 1866 on the Hoosac Tunnel and the Troy
and Greenfield Railroad, authorized to visit the tunnel and railroad,
examine into the condition and progress of the work, and to report fully
the result of such examination respectfully


REPORT:

That since the adjournment of the legislature the Committee in a body
visited the tunnel and railroad in June, and again in October, and they
continued their examination of the condition and progress of the work by
sub-committees in the months of July, August, September, November and
December; (one of the examinations being exclusively devoted to the
operations on the railroad which were commenced late in October;) the
others to the tunnel and the various structures and mechanical
operations connected therewith, including an examination of the existing
contracts, and an inquiry into the general organization adopted to carry
out the laws and purposes of the State in regard to the enterprise.

The Committee have also examined the records and the doings of the
directors of the Troy and Greenfield Railroad from the organization of
the corporation until the surrender of the railroad to the State, and
have made extracts from the records to show the financial condition of
the corporation, its dealings with the contractors for constructing the
road and tunnel, and also the embarrassed condition of the contractors
and corporation from 1855 to 1861, which finally led to the practical
abandonment of the contract on the part of Messrs. H. Haupt & Company,
and the surrender of the road to the State under the mortgages which had
been given to secure the loan advanced by the Commonwealth in aid of the
road and tunnel. These extracts from the records, with extracts from
some of the laws passed upon the subject of the railroad and tunnel,
together with remarks of the Committee upon the legislation of the
State, the doings of the directors, and their efforts and those of the
contractors to prosecute the enterprise being too long for the body of
this Report, will be found in the Appendix at A. And a synopsis of the
action and condition of the corporation at the time of, and previous to
the surrender of the road, and the relation of the contractors to the
corporation and to the State, will be stated before entering upon the
particular description of the condition and progress of the work the
present year, as observed by the Committee.

The charter of the Troy and Greenfield Railroad was granted in 1848,
authorizing the construction of a railroad from a "point on the Vermont
and Massachusetts Railroad, at or near Greenfield," to the line of the
States of New York or Vermont, to connect with any railroad that might
be constructed from or near the city of Troy in New York. Its capital
stock was limited to $3,500,000. Authority was given in the charter to
contract with any contiguous railroad leading from either of the
above-named States, for the use of the same or any part thereof, or for
operating the two roads conjointly, or for hiring such other railroad,
or for letting their own railroad to the owners of any other road which
should compose a part of the railroad line between Troy and Boston, of
which the Troy and Greenfield Railroad should be a part.

The corporation was organized June 1, 1848. April 11, 1849, the
directors voted an assessment of three per cent. upon its capital stock,
and this assessment was the only one that was substantially collected,
and on the first day of October, in the same year, they voted to put the
construction of the road under contract as soon as sufficient
subscription should be obtained therefore, commencing at Pownal,
Vermont, and Greenfield. In January, 1850, $2,203.94 had been received
into the treasury, and $2,203.57 had been expended with the approbation
of the president of the corporation, leaving in the treasurer's hand
$0.37.

Sundry assessments was voted from time to, time, the last vote being in
May, 1852, amounting in all to 75 per cent. upon the subscriptions, but
they were rescinded in July, 1858, and a new series of assessments were
afterwards made which the Committee understand were as unproductive of
beneficial results as were the former, upon which only partial payments
had been made by a portion of the subscribers.

A contract for constructing the road was made with Messrs. Gilman and
Carpenter in October, 1850. At the close of the year 1850, stock to the
amount of $250,800 had been subscribed, of which $72,000 was payable in
land damages, and $50,000 was taken by the contractors.

At this period in the history of the corporation, with $138,800 of
available cash subscription, of which three per cent. had been paid, the
corporation applied to the State for aid by a loan to enable it to
prosecute the enterprise it had assumed, and this application was
continued without success until 1854, when the legislature passed the
Act authorizing a loan of $2,000,000, upon conditions which are
particularly set forth in the Loan Act, (see Appendix A and B,) which,
modified by subsequent legislation, discloses the policy of the State in
granting its assistance to the undertaking.

It is proper to state, that at the time this loan was granted, there was
no prospect of opening this line of travel by individual efforts, and
the amount of the loan, taking into consideration the then assumed
estimates of its probable cost, shows that the State assumed to defray
the cost of an enterprise to the completion of which available
individual means had proved inadequate.

In 1855, a contract for the construction of the road and tunnel was made
with E. W. Serrell. The capital stock of the corporation was fixed at
$1,500,000. This contract was changed two or three times, and finally
ended in one executed by H. Haupt and Henry Cartwright. For an account
of these changes, and of the votes and transactions of the directors and
the contractors, reference is made to Appendix A, where the same will be
found in detail.

Upon a careful examination of these votes and transactions, the
Committee come to the conclusion that the financial embarrassments of
the corporation from the year 1855, when the first contract with E. W.
Serrell was made to the time of the suspension of the works under the
last contract with H. Haupt & Co., are apparent. And it is also apparent
that during the same time, the contractors assumed, to a very great
extent, the control and responsibility of the enterprise.

Under the first contract, and on the day of its acceptance, the
direction of the engineering operations within the tunnel was left with
the contractor; excepting measuring for estimates and the final
acceptance of the work; and on his subscribing $600,000 to the capital
stock, $800,000 (less the new subscriptions,) was added to the contract
prices for the work.

Under the second contract with Serrell, Haupt & Co., the directors voted
to substitute bonds for stock in payment of the work until 2,000 feet of
the tunnel was completed, and to pay the discounts and losses to which
the contractors might be required to submit, not exceeding fifteen per
cent. per annum; and also, to issue to the contractors bonds to the
amount of $100,000 in addition to payments. Said bonds were to be sold
or pledged by Haupt & Co., to enable them to raise means to carry on
their operations under the contract.

On the dissolution of the firm of Serrell, Haupt & Co., in July 1856,
Serrell resigned his office as director and was chosen consulting
engineer. At the same time, W. A. Galbraith, one of the contractors in
the following contract, was chosen a director. Thereupon a new contract
was made with H. Haupt, W. A. Galbraith, C. B. Duncan and Henry
Cartwright. Under this contract the estimates were to be made by the
company's engineer. In July, 1857, the records show that no payments had
been made the contractors for more than a year, and that the work could
be carried on only by the continued efforts and personal credit of the
contractors.

In February, 1858, the contract was again changed, and Messrs. Haupt and
Cartwright engaged with the corporation to complete the road and tunnel.
At this time, the records show that no payments had been made under the
previous contracts "for more than two years; that the work could only be
carried on by the continued efforts, increased expenditures, and
personal credit of the contractors."

By a provision of this contract, any revenue arising from the use of the
road, or any portion of it, was assigned to the contractors until their
claims upon the company were adjusted; and the payment of all the
company's debts was to be deferred until that of the contractors was
satisfied; and Haupt & Co. agreed to maintain the organization of the
corporation, pay its bills for printing, and advance therefore a sum not
less than $500,000.

The same year the Rensselaer Iron Company was allowed a lien on the iron
delivered to the contractors until the same was paid for. In 1859, H.
Haupt relinquished his pecuniary interest in the contract, and was
appointed chief engineer of the corporation. (See Appendix A, page 62.)
These transactions in which the contractors participated, (one of whom
was on the board of directors,) show conclusively that they were fully
apprized of the condition of the corporation, from the date of their
first connection with the work to the time of its "suspension," no claim
during the whole period having been made by them against the
Commonwealth for any work done for the corporation.

The existence of the mortgages to the State were of course well known to
the contractors. They were given in pursuance of laws passed by the
legislature, and for security of the payments received by the
contractors for their services. The right of the Commonwealth to take
possession of the railroad under the mortgages, must have been well
understood. Further, the corporation, in surrendering the road to the
State, did no injury to the contractors, for the act of surrender did
not take place until after the contractors had suspended work upon both
road and tunnel, and practically abandoned the enterprise; thus leaving
to the State the alternative, either to take possession of the work and
complete the road and tunnel, or to abandon it; and, in addition to the
loss of the advances already made, forego the anticipated benefits of an
additional avenue for Western traffic.

The treasurer's books do not show any settlement between Haupt and
Company and the corporation. The account standing upon the ledger shows
a large balance against the contractors; but the Committee are informed
that subsequent to May 30, 1863, a settlement was made upon the basis of
Mr. Stevenson's report (see Appendix A,) and that Mr. Haupt received, in
conformity with the contract of H. Haupt & Co. with the Troy and
Greenfield corporation, payment for all labor done and material
furnished by said H. Haupt & Co., for the corporation, and that all
matters between the parties have been adjusted.

Although the accounts between the contractors and the corporation are
understood to be settled, it may be interesting to examine the account
of the Commonwealth with the enterprise and compare the value of the
work done by the contractors at the time of its abandonment by them,
with the payments made to them therefore, from the treasury of the
State.

  The amount paid from the State treasury for work
    and materials upon the tunnel,                   $170,131 95
  Amount paid upon the road west of the tunnel,        50,000 00
  Amount paid upon the road east of the tunnel,       505,256 92
                                                     -----------
                                                     $725,388 87
  Amount earned by contractors under
    the contract upon the tunnel,      $129,475 00
  Amount earned by contractors under
    the contract, upon the road west
    of tunnel,                           50,000 00
  Amount earned by contractors under
    the contract, upon the road east of
    tunnel, including temporary work,   410,204 00
                                       -----------
                                                      589,679 00
                                                     -----------
                                                     $135,709 87
  Overpayment in reckoning sterling exchange, say,     44,000 00
                                                     -----------
  Overpayment when the work stopped in July, 1861,   $179,709 87
  Further payments made upon the work by the
    State from July 1861 to January 1867,             140,226 95
                                                     -----------
  Total amount paid more than earned,                $319,936 82

From the foregoing statement it appears that the contractors with the
Troy and Greenfield Railroad corporation, have received from the State,
three hundred and nineteen thousand nine hundred and thirty-six dollars
and eighty-two cents more than the value of the work which the
corporation surrendered under the mortgage, and that the State has lost
that amount of money in its efforts to assist in the construction of the
work. It is proper to add as the judgment of the very intelligent
chairman of the commissioners (Mr. J. W. Brooks,) from whose statement
to the Committee the foregoing figures are taken, that the loss to the
State in the transaction by the failure of Messrs. B. Haupt & Co., to
perform their contract in a proper manner, will reach the sum of three
hundred and fifty thousand dollars. (See statement, Appendix C.)

The Commonwealth having taken possession of the road and tunnel, and by
the legislation of 1862 and 1863 undertaken their construction with the
free consent of the corporation, the directors by an appropriate vote,
expressed their concurrence with the proceeding, and their reliance upon
the "good faith of the legislature" to complete the enterprise which had
exhausted the resources of its immediate projectors. The last act of the
corporation, as appears by the records, was the choice of officers in
August, 1865, when Alvah Crocker was chosen president and Wendell T.
Davis, clerk and treasurer.


DESCRIPTION OF THE TUNNEL.

The tunnel enters the eastern side of the Hoosac Mountain, in the town
of Florida, a few rods from the right bank of the Deerfield River. The
eastern summit of the mountain is 2,210 feet above tide-water, 1,499
feet above the Deerfield River, 1,429 feet above the grade of the
railroad, and is distant from the East Portal of the tunnel 6,100 feet.
The western summit is 2,510 feet above tide-water 1,788 feet above the
Hoosac River, 1,718 feet above the grade of the railroad, and 6,700 feet
distant from the West Portal. Each portal of the tunnel is 766 feet
above tide-water. The summits are 2-41/100 miles distant from each
other, and the valley between them at its lowest depression is 801 feet
above the grade of the railroad.

The length of the tunnel, from the East End to the West End, as
commenced by Mr. Haupt, is 4-84/100 miles. Its base is, at the East End,
70 feet above the Deerfield River, and at the West End, 70 feet above
the Hoosac River. Its grade, from the East End to the Central Shaft, is
18 feet per mile; from the West End to West Shaft, 26-4/10 feet per
mile; and from the West Shaft towards the Central Shaft, 21-12/100 feet
per mile. These grades are calculated to allow the free passage of water
from the centre. Should the quantity of water found in the tunnel render
feasible a reduction of this grade, a change is contemplated.

[Illustration: Profile of the Hoosac Mountains]

The dimensions of the tunnel areas follows: The rock cutting is 24 feet
high and 24 feet wide. The brick-work is 26 feet high and 26 feet wide.
The bottom of the tunnel will contain a culvert three feet deep at the
centre. Through this culvert the water from the tunnel is to be
discharged. It now receives, in addition to the water accumulating in
the tunnel, a 12-inch pipe, to carry air at a low pressure for
ventilation; an 8-inch pipe to carry air for driving the drilling
machines; and a 3-inch pipe for carrying water for use in the holes
which are being drilled. Should it be found advisable to use gas in
carrying on the work, provision is made for a 4-inch pipe to carry the
gas from the place of manufacture. The track is to be placed 3-1/2 feet
above the bottom of the rock tunnel, and 4-1/2 feet above the bottom,
where lined with brick.

The distance by the highway, from the town of North Adams, or from the
West End to the East End of the tunnel, is about nine miles. From the
first named points to the Central Shaft is about five miles, and from
the Central Shaft to the East End the distance is six miles.

The time necessary to travel from the West End to the East End, is two
hours. Loaded teams from either end to the other perform the distance
and return in a day.

_Organization of the forces employed in the construction of the Hoosac
Tunnel, June, 1866._

  Chief engineer Thomas Doane, salary,               $4,000 00
  Two assistant engineers, salary each,               1,350 00
  One     "         "        "                        1,017 25
  One     "         "        "                          900 00
    [The assistants were assigned to different points
       upon the work.]
  One messenger,                                        469 50
  One man in the stable,                                626 00
  Paul Hill, superintendent, salary,                  2,400 00
  One clerk,                                          1,200 00
  One master mechanic,                                1,800 00
  One mechanical draftsman,                           1,350 00
  One pattern maker,                                    939 00

            _For Materials and Supplies:_
  One cashier and paymaster,                         $1,200 00
  One purchasing agent,                               1,200 00
  One freight clerk and assistant paymaster,          1,000 00
  One store-keeper at East End,                       1,200 00
  One assistant store-keeper at East End,               780 00
  One store-keeper at West End,                       1,000 00
  One assistant store-keeper at West End,               900 00
  One helper for do. at West End,                       469 50
  One store-keeper at Central Shaft,                    720 00

The above were contained on the engineer's pay-roll.

Since the first visit of the Committee to the tunnel, many important
changes have been made in the force above mentioned, to wit: The salary
of the chief engineer was reduced to $3,600, he to provide his
transportation to various points upon the work. One of the assistant
engineers resigned and retired, and the office of two of them has been
abolished. The salary of the superintendent has been increased to
$3,000. The office of freight clerk has been abolished, and its duties
transferred to that of paymaster and cashier. The salaries of
store-keepers and their assistants were not a charge to the State, but
were paid from the profit of their respective stores.

At the commencement of the work, it was deemed necessary to provide
stores at the three points where the operations were carried on, to
supply the workmen readily with necessaries, so that no time might be
lost by them in the important duty of making provision for their
families. But in the present state of the enterprise, it is probable
that private individuals would readily establish such stores, and
relieve the State from a duty which, although it involved no pecuniary
charge, diverted to some extent the attention of officers from their
more legitimate avocations.


FOREMEN AND OTHERS UNDER THE SUPERINTENDENT.

_At West End._

  One foreman of labor,                            $3.00 per day
        "     of brickyard,                         5.82  "   "
        "     of carpenters,                        3.00  "   "
   One time-keeper,                                 2.50  "   "

  _West Shaft._

  One captain,                                     $3.50 per day.
  Two statisticians, who keep an account of
  articles delivered to the workmen, and also
  perform the electrical firing,                    2.50  "   "

  _Central Shaft._

  One captain,                                     $5.00 per day.
  One time-keeper--acting statistician,             2.25  "   "

  _East End._

  One time-keeper,                                 $3.00 per day.
  One statistician,                                 2.50  "   "
  One      "                                        8.00  "   "
  One foreman of masons at the East End, and
    inspector of do. at West End,                   5.00  "   "
  One foreman of carpenters,                        3.00  "   "

Of this list the foreman of the brickyard is a temporary appointment.
The foreman of carpenters at the West End has finished his work and
retired. The foreman of masons was discharged by the commissioners, and
has entered into the employ of Mr. Farren at the West End.

There are nine foremen of the heading gangs, two of whom have $100 per
month, and the remainder $3.00 per day.

The heading gangs consist of eleven drillers each, including the
foreman, and from three to five rockmen for removing stone. They work by
shifts of eight hours, relieving each other at 8 A. M., 4 P. M., and 12,
midnight. The blasts are made about the time of relief. The men working
on the enlargement under private contractors make two shifts a day, each
shift working ten hours. The Committee made a special examination of the
number of men employed under the engineer and superintendent, with a
view of considering whether the force actually engaged was necessary to
an economical prosecution of the enterprise, intending to suggest any
reform that might occur to them as essential; but learning that the
engineer would in the course of the year make some reduction in the
number of the men as well as of the teams employed upon the work, the
Committee deferred taking up the subject until the anticipated
reductions should have been made. And now understanding that the
commissioners have the whole matter under consideration, and that they
have already to some extent, acted thereon, the Committee for reasons
that would be obvious, withhold any recommendations or remarks upon this
point.


SYSTEM OF OPERATIONS.

The general superintendence of the labor on the work is vested in Mr.
Hill. The reports are made to the engineer. The captains in the tunnel
report weekly the proceedings of each day under the following heads, as
follows:--

  Number of days' work.
         of holes drilled.
         of inches of holes drilled.
         of drills dulled.
         of pounds of powder used.
         of feet of fuse used.
         of sheets of paper used.
         of pounds of soap used.
         of pounds of candles used.
         of quarts of oil used.
         of lamps used.
         of pounds of wicking used.

The captain at the shafts four times a month reports,--

  The days' work of the engine-men.
  The revolutions of the engine.
  Number of pounds of coal used.
         of feet of wood used.
         of gallons of sperm oil used.
         of gallons of kerosene oil used.
         of pounds of tallow used.
         of pounds of waste used.
         of pounds of tar used.
         of cages raised.
         of cars of stone raised.
  Size of pump-plunger used.
  Length of stroke.

  Number of strokes.
         of gallons of water raised.
         of boilers in use.

The materials furnished for the construction of the work are charged in
their distribution to twenty-three accounts, as will be seen by the
tabular statement of its cost. Requisitions for materials are signed by
the immediate overseer, captain or foreman; they are handed to the
superintendent for approval, and by him forwarded to the engineer. If
the requisition is approved by both, the materials are ordered, and when
furnished the applicant signs upon a duplicate his receipt for the same.
This course is pursued as well for materials taken from the State lands
as for those purchased. Suitable blanks for returns, requisitions, &c.,
are furnished to the several points, and the evidence of all the
transactions is preserved in the office of the engineer. In addition to
the above, a return of all material broken, or laid aside, is made to
the engineer, at whose office a substantial account of all materials on
hand, either in use, or out of use, may be found.

The organization of the working force, and the mode adopted for supplies
and expenditures at the various points, appear well adapted to an
efficient and economical prosecution of the enterprise.


DIVISIONS OF THE WORK.

_East End._

_Deerfield Dam._--This structure is completed. Flashboards to be used in
low stages of water may have to be occasionally renewed.

The canal is finished as far as wheelpit No. 3. The machine-shop is
about 72 feet long, and 36 feet wide. It has three turbine wheels. A
fourth wheel is designed, but is not required at the present time, and
the pit to receive it is not completed.

In the basement of the machine-shop are two compressors. The first was
put in January, 1866. It has four cylinders 13 inches in diameter, and
20 inches stroke. This compressor is used to drive the drills, and
furnish air for the blacksmith shop. The second compressor was put in
some time in October. It has four cylinders 25 inches in diameter, and
24 inches stroke, and is used for ventilation one-fourth of the time,
two hours after each blast, viz., from 8 to 10, A. M., from 4 to 6, P.
M., and from 12 to 2, A. M. The compressors work satisfactorily. The
loss of power in the transmission of air from the machine-shop to the
drills, a distance of 4,500 feet, being hardly perceptible.

In addition to the compressors, there is in the machine-shop the
following machinery, viz.: three lathes, one of them worked by hand; a
drilling machine; a planer; a bolt-cutting machine and a saw-table.
Sixty horse-power is required to carry the machine-drills, the machines
in the shop, and to furnish air for the blacksmith shop. When the large
compressor is used, 75 additional horse-power is required. A circular
saw at the east end of the machine shop, is occasionally used, driven by
power derived from the turbine wheels.

The blacksmith shop, near the entrance of the tunnel, contains three
forges. The hand-drills are made, and, together with the machine drills,
sharpened at this shop. The ordinary repairs of the drilling machines
are done in the machine shop. New parts of the same are furnished from
Fitchburg.

The heading in the tunnel at this end when driven by hand was about 15
feet wide by 6 feet high. When driven by the machines it is 16 feet wide
and 8 feet high. Its location is in the centre of the tunnel, 4-1/2 feet
above subgrade, and 1-1/2 feet above the road bed.

The force employed at this point in July last was--

  Mechanics in iron,                               4
  Engine-men,                                      2
  Masons,                                         10
  Manual labor,                                   58
  Engine and compressor men, including firemen,    6
  Carpenters,                                      5
  Blacksmiths and helpers,                         8
  Statisticians,                                   2
  Runners of machine-drills,                       6
  Sawyer,                                          1
  Manual laborers,                                63
                                                 ---
              Total in July,                     165

  The first day of November there were employed here 115 men. There are
  at this point, besides the shops and saw mill above mentioned, 2 small
  offices, 1 boarding-house, 2 carpenters' shops, 2 powder-houses,
  1 temporary blacksmith's shop, 1 temporary horse-stable, 3 sheds,
  1 engine-house, 1 barn, 1 instrumental station-house (all used by the
  State,) and 2 cottages; 6 first-class shanties, 13 common shanties,
  10 temporary shanties, 1 store under school-room; with 1 cottage,
  1 old store and 8 shanties, built by H. Haupt & Company, which are
  rented. The cost of the shanties at the East End, excluding the
  Deerfield Dam, was, in July, 1866,  .  .  .  .  .  .  .     $28,052 94
  In November, 1866,                  .  .  .  .  .  .  .      31,688 99
  The rents at the East End received by the State
    from shanties are,                .  .  .  .  .  .  .       1,698 00
  per annum. All rents are collected monthly.

A resident engineer was stationed at the East End in charge of the work.

The progress of the excavations at the East End heading for the year
ending December, 1866, has been 569 feet; at the rate of 47.42 per
month.

The progress during the six months ending May, 1866, was 338 feet; an
average per month of 56 feet 4 inches. One week was lost in June in
introducing the machine-drills, in consequence of which the progress
that month was reduced to 50 feet 6 inches. During the five months
ending November 30, the progress has been 219-1/2 feet; being an average
of 43.9 feet per month. It will be seen by the table, that in July, the
first month after the introduction of the drill machines, the progress
attained was only 26.5 feet. As the men became better acquainted with
them, the progress was increased to 48 feet in August, and in September
it rose to 54.5, having nearly attained the average progress of the six
months preceding their introduction. Had there been an adequate supply,
there can be little doubt that the progress would have continued to
increase, and would have shown the superiority of the machine-drill over
hand-labor; but the supply fell off, and the progress in October was
reduced to 34 feet and 6 inches.

_Table showing the progress at East End Heading, from November 1, 1865,
to January 1, 1867._

  ===========================================
                  | Distance from | Progress.
       DATE.      |    Portal.    |
  ----------------+---------------+----------
  Nov.   1, 1865, |    2,839.0    |
  Dec.   1, 1865, |    2,904.0    |  65.0
  Jan.   1, 1866, |    2.950.5    |  46.5
  Feb.   1, 1866, |    3,005.0    |  54.5
  Mar.   1, 1866, |    3,052.0    |  47.0
  April, 1, 1866, |    3,115.0    |  63.0
  May    1, 1866, |    3,176.5    |  61.5
  June   1, 1866, |    3,227.0    |  50.5
  July   1, 1866, |    3,253.5    |  26.5
  Aug.   1, 1866, |    3,301.5    |  48.0
  Sept.  1, 1866, |    3,356.0    |  54.5
  Oct.   1, 1866, |    3,394.5    |  38.5
  Nov.   1, 1866, |    3,431.0    |  36.5
  Dec.   1, 1866, |    3,473.0    |  42.0
  ===========================================


THE CENTRAL SHAFT.

There is at this point, used by the State in the prosecution of the
work, the shaft-building, a carpenter's shop, a blacksmith's shop, a
saw-mill, powder-house, gas-house, ash-house, wood-shed, and a barn; and
in connection with the work, a store, a boarding-house, the Thacher
farm-house and out-buildings, 4 first-class and 7 common shanties. The
cost of buildings at the Central Shaft in July, 1866, was $11,080.13.
The cost in November, 1866, was $12,026.83. The annual rent of that
portion leased to operatives is $736.

A farm, containing 250 acres of land, with a dwelling-house and barn,
has been purchased, adjoining the Central Shaft, for the sum of $3,000.
The land was well covered with timber, about one-half of which has been
cut for the purposes of the shaft and tunnel. There is estimated to be
one million feet of hemlock timber still standing, which will be wanted
in the progress of the work. This purchase was an advantageous one for
the State, there having been already realized from it an amount equal to
its cost.

The working force at the Central Shaft in July, 1860, was comprised of--

  Engine-men and firemen,     5
  Mechanics in iron,          4

  Carpenters,                 5
  Blacksmiths and helpers,    4
  Pump men,                   1
  Manual laborers,           39
                             --
        Total in July,       58

On the first day of November there were employed at this point, in all,
81. Of this number, 40 were engaged out of the shaft, and 41 in the
shaft.

The above enumeration does not include the resident engineer and
time-keeper, stationed here in November.

The depth of Central Shaft, when completed, will be 1,037 feet from the
surface; its form is an ellipse, whose axes are 27 and 15 feet. On the
fifth day of May it had reached the depth of 300.5 feet. At this time
the hoisting apparatus was removed from the shaft, and the work of
excavation ceased. The new hoisting apparatus was fitted on the first
day of August, and the drilling commenced at midnight on that day.

Previous to the change in the hoisting apparatus, the monthly progress
had averaged about 18-1/2 feet per month. The advance in October and
November was 46 feet; the gain over the previous rate of progress is
attributable to the practice of simultaneous blasting.

On the first day of January, 1867, the shaft had been sunk 393 feet,
leaving for excavation 644 feet.

_Table showing the progress at Central Shaft from November 1, 1865, to
December 1, 1866._

  ========================================
       DATE.        | Distance | Progress.
                    | down.    |
  ==================+==========+==========
  Nov.  1, 1865,    |  200.8   |
  Dec.  1, 1865,    |  220.1   | 19.3
  Jan.  1, 1866,    |  232.5   | 12.4
  Feb.  1, 1866,    |  250.7   | 18.2
  Mar.  1, 1866,    |  264.1   | 13.4
  Apr.  1, 1866,    |  280.9   | 16.8
  May   1, 1866,    |  297.1   | 16.2
  May   5, 1866,    |  300.5   |  3.4
  June  1, 1866,[A] |  300.5   |
  July  1, 1866,[A] |  300.5   |
  Aug.  1, 1866,[A] |  300.5   |
  Sept. 1, 1866,    |  311.9   | 11.4
  Oct.  1, 1866,    |  331.1   | 19.2
  Nov.  1, 1866,    |  354.0   | 22.9
  Dec.  1, 1866,    |  377.0   | 23.1
  ========================================

[A] Work suspended to put in new hoisting apparatus.

The present hoisting apparatus is expected to be sufficient to finish
the shaft. It has two wire ropes, each 1,260 feet long. The time for a
round trip is seven minutes. The engine here is of 100 horse-power. The
blacksmith shop contains two forges. At the small machine shop the
repairs required here are made, as also some repairs for the West Shaft.

The Central Shaft, though designed to aid in ventilating the tunnel, was
intended also to accelerate its construction by affording to the process
of excavation four faces instead of two during some portion of the work;
and the former chairman of the commissioners expected by the aid of
machine-drilling, the shaft might be completed in one year from the time
such drilling should commence within it. In this anticipation, ten
vertical drilling machines were constructed to work in the shaft area
and a compressor with two cylinders was provided to furnish the power
for operating them. The want of drilling machines at the East End became
so urgent, that these vertical ones were changed to horizontals, and
used at that point, and the sinking of the shaft by hand-drilling still
continues. But if the experiments now in progress at the East End with
the new drilling machine shall demonstrate its superiority over hand
labor, the machine will doubtless be introduced into the shaft.


WEST SHAFT.

This shaft has an area of about 8 by 13 feet, and was excavated by
Messrs. H. Haupt & Co. Its depth is 316 feet.

The buildings here used by the State are the West Shaft house, the New
Shaft building, a blacksmith shop containing two forges, a powder-house,
a horse-shed, ash-house and tank-house. The buildings owned by the State
and leased to operatives are a boarding-house and four old shanties
built by H. Haupt & Co., four first-class shanties, eight common
shanties, and a double cottage. The buildings at the West End, are
connected on the books with those at the West Shaft, and will be here
enumerated. They consist of a carpenter's shop, time-keeper's office, a
blacksmith shop containing one forge, tool-house, powder-house,
horse-shed, brickyard shed, brickyard, engine-house, artesian wells Nos.
3 and 4, buildings, and two-thirds of a barn, which are occupied by the
State. One boarding-house, store, one-third of a barn, the Harrington
farm-house, barn and out-buildings, twenty-seven common shanties and
brickyard boarding shanty. These buildings, with part of blacksmith
shop, part of carpenter's shop and time-keeper's office, are rented to
operatives and to Mr. Farren, the contractor for constructing the brick
arch.

  The cost of the structures, as reported in July,
    at both places, was                           $35,550 94
  As reported in November,                         40,010 13

This large increase was mainly occasioned by the construction of a
double cottage and necessary buildings at the brickyard and West End.

The amount of rents at these two points is $2,462.60 per annum. Fifteen
of the tenements at the West End are leased to Mr. Farren, in accordance
with his contract.

The working force at the West Shaft in July was,--

  Engine-men and firemen,                                  4
  Carpenters,                                              2
  Blacksmith and helpers,                                  8
  Masons,                                                  2
  Truckman,                                                1
  Pump-man,                                                1
  Manual laborers,                                       105
                                                         ---
  Total,                                                 123

  November 1st the working force at this point,
   including one resident civil engineer, was            103

At this point there is one engine of 100-horse power and one of 40-horse
power, and one compressor having four cylinders of a diameter of 13
inches and 24 inches stroke. The West heading from this shaft was
advanced 293 feet, and the East heading 1,042, on the first day of
December, 1866. The progress for the year ending November 1, 1866, at
the heading at this point was 636.7, being a fraction over 53 feet per
month. For the last four months, ending December 1, 1866, the progress
was 322.1, being a fraction over 64 feet per month, which exceeds by
four feet per month the highest estimate for hand-drilling by the
engineers in 1862, and by thirty and one-third feet the estimate of Mr.
Latrobe. The progress of the work at this heading during the last six
months, making allowance for the influx of water in November, having
exceeded the highest estimate for hand-drilling, should be regarded as
evidence alike of the skill of the miners and the good management of the
engineer and his subordinates.

_Table showing the progress at West Shaft, East Heading, from November
1, 1865, to December 1, 1866._

  =======================================
      DATE.      Distance from  Progress,
                  shaft, feet.    feet.
  ---------------------------------------
  Nov.  1, 1865,     367.5
  Dec.  1, 1865,     414.4       46.9
  Jan.  1, 1866,     459.4       45.0
  Feb.  1, 1866,     503.0       43.6
  Mar.  1, 1866,     546.5       43.5
  April 1, 1866,     584.8       38.3
  May   1, 1866,     623.3       38.5
  June  1, 1866,     682.1       58.8
  July  1, 1866,     746.1       64.0
  Aug.  1, 1866,     810.5       64.4
  Sept. 1, 1866,     871.4       60.9
  Oct.  1, 1866,     945.4       74.0
  Nov.  1, 1866,   1,004.2       58.8
  Dec.  1, 1866,   1,042.0       37.8
  =======================================

The West heading at this shaft was at first driven 6 feet by 11. It has
been found advisable to enlarge it to the dimension of 10 feet 6 inches
by 15 feet. This work has been performed by contract. The first letting
was at the rate of four dollars per cubic yard, the State furnishing the
materials used and removing the stone. The contractors at this rate
could not pay their expenses. It was raised to six dollars per yard
which was found not to pay, and in July the price was advanced to seven
dollars and fifty cents. The State pay the men, charging the same to the
contractors, and keep their time. Good progress is made and the work is
done to the satisfaction of the engineer.

The East heading at this point was being enlarged also by contract, from
6 feet by 15, to 10-1/2 by 15. The work commenced on the 15th of July,
1866; the price paid is seven dollars per cubic yard; the contractors
load their own stone and also that coming from the heading. The State
provides the materials used, and hoist the stone to the surface. While
the work of the miners at the East heading and of the contractors upon
both enlargements was progressing in a very satisfactory mariner, the
whole was arrested by an unexpected and somewhat sudden influx of


WATER IN THE TUNNEL.

On the 27th of November the miners working east from the West Shaft
struck a seam running across the stratification of the mountain. Water
soon issued from the seam at the rate of twenty-three gallons per
minute. On the 29th, the water had risen at the foot of the shaft to two
and a half feet above grade, and the work was stopped. The usual speed
of the engine working the pump was forty-two revolutions per minute; it
was increased to fifty-six, and at that rate it succeeded in preventing
any further rise of the water. It became necessary to increase the power
of the pumps. The plunger was enlarged from eight to ten inches, and a
third lift pump was added. To affect this arrangement the pumps were
stopped from 9 o'clock, A. M., December 7th, to 3-1/2 P. M. on the 8th.
At this time the water was four feet and eight inches above grade. On
the 12th the water was so much reduced that the miners recommenced work.
The next day, at 2 P. M., the water was struck in large quantities, the
whole flow from the heading being 100 gallons per minute. On the 14th,
the work was again suspended, and unsuccessful attempts made to stop the
water by means of wooden plugs driven into the seam. The pumps working
with the longest stroke and at increased speed, were just able to keep
the water from rising.

On the 19th, at 10.30 A. M., one of the trunnions of the pump-bob broke,
and seriously injured the pump gearing and boxes. On the 21st a new
trunnion was put in, and the pump was attached to the small hoisting
engine, the water now being seven feet above grade. On the 28th, at
noon, the breakages being all repaired, the large engine was again
attached to the pumps, the water then being nine feet and eight inches
above grade. And, on the first day of January, at 4 P. M., the water
stood nine feet ten inches above grade at the foot of the shaft.[B]

[B] At the time of the presentation of this Report, the Committee
understood that the water was entirely removed from the shaft and
tunnel.


THE NEW SHAFT.

This shaft is located about 264 feet westerly of the West Shaft. Its
dimensions are six feet by thirteen in the clear. The rock to be removed
from an area of eight feet by fifteen. The labor is done by contract.
The first price was $40 per foot; increased July 1, 1866, to $50 per
foot. The State furnishes all the materials for construction, and the
power to raise the stone and water from the shaft. The depth of the
shaft will be 277 feet when open to grade. On the first day of December,
the miners working down had progressed 180 feet, and those working from
the tunnel up 45 feet. It was then calculated that the shaft would be
excavated in two months. Plans for permanent pumps had been prepared; to
furnish the pumps according to the plans, would take several mouths. In
the meantime, a temporary pump was to be made at North Adams, under the
direction of the engineer.

On the first day of January, about thirty-eight feet of stone remained
for excavation in this shaft. The water in the tunnel stopped the work
from below, and the work is driven upon one face only at the present
time.

There are two small engines at this point, one of fourteen and one of
ten horse power. The pumps at this shaft, if constructed agreeably to
the design of the engineer, will discharge sixty-five gallons to a
stroke and are to be worked by a bull engine. The lift of the water will
be eighty feet less than at West Shaft, being discharged about 40 feet
below the surface.


THE WEST END.

The work at the West End of the tunnel is under contract. Mr. B. N.
Farren of Doylestown, Bucks County, Pennsylvania, by an agreement dated
May 1, 1866, contracted to put in a stone and brick arch of the
dimensions before stated, 26 feet by 26, for the following prices,
viz.:--Earth excavation $3.50 per yard; brick masonry, $12 per perch;
stone masonry, $6 per perch. Contractor planks the bottom and sides when
necessary at $15 per lineal foot. The State furnishes the bricks at $9
per thousand and the timber at $16 per thousand for hemlock, and $18 for
spruce and hard-wood. The length of arch contracted for is 174 feet, the
whole of which is open. The State also furnishes the cement, which costs
in Troy, New York, from $1.65 to $1.70 per barrel, to which is to be
added the freight at 30 cents per barrel. A barrel of cement is used for
a perch of masonry.

The contractor agrees to construct two hundred feet of under ground
tunnel, and as much more as he can before August 1, 1867, at the
following prices, viz.:--Earth excavation at $6.50 per yard; brick
masonry at $13 per perch; stone masonry at $6.50 per perch. The
timbering, from $40 to $50 per foot, lineal, depending upon the
thickness of the wall. He may, under permission from the engineer, take
stone and sand from the State's premises, without making compensation.

Payments are to be made about the 12th of each month for the work done
the preceding month, at the rate of 80 per cent. of the finished work.

The decision of the engineer as to the method, quality, quantity and
classification of the work to be final and conclusive. In order to
facilitate the progress of the work and with a due regard to economy,
the State has purchased the following lots of land in the vicinity of
the West End, to wit:--A wood lot, containing sixty acres, at a cost of
$9,900; the Harrington Farm; 130 acres with the buildings, inclosing the
West End and West Shaft; and running half way up the mountain. This
purchase was made January 26, 1866, price $3,000. The Kingsley lot,
purchased March 16, 1866, at $2,793.87.

The timber used by Mr. Farren is obtained from these lots. The tops of
the trees are cut into wood and used at the brickyard. About five
hundred cords of wood has been cut on the Harrington, and one thousand
cords on the Kingsley lot, for the use of the brickyard, and is now on
hand.

The necessity of making the bricks required for the arch tunnel is
apparent. They could not be furnished by individuals at North Adams.
120,000, before the yard at the West End was fitted up, were purchased
at Springfield at $9 per thousand; the freight of which to North Adams
was $6, and the teaming to the West End $2 per thousand. If to these
prices be added the depreciation and waste from handling, the cost will
reach $18 for all that could be used in the work. It is the opinion of
the engineer and superintendent of labor, that the bricks made by the
State will cost less than $9 when delivered to the contractor.

Mr. Farren began work under his contract June 7, 1866, and early in
December the brick-work at the top of the arch had entered the mountain.
The masonry was commenced about, twenty-five feet west of the point
first selected, so that the open masonry will in fact be 200 feet long.
About thirty feet of invert is left uncovered the present season, under
an apprehension that the bricks on hand will only supply what will be
wanted in the drift, in order to prosecute the work with dispatch. The
invert has been properly protected, and its preservation may be
expected.

At the beginning, the invert and the sides to the spring of the arch was
laid with five courses of brick, and the arch with six. The masonry has
been strengthened to meet the effect of the soft ground and increased
pressure to eight bricks thick all round. Where rocks are found, it will
be reduced at the bottom, and perhaps at the top.

The excavation of the drift is in progress and is carried on with two
galleries. The lower one is of timber, and is at the bottom three feet
below the grade of the road. This gallery is ten feet wide and ten feet
high.

The upper gallery, also of timber, is ten feet wide and four feet high,
and the space between the galleries is about ten feet. As the arch is
driven in, the top of the invert is 4-1/2 feet below the grade of the
road, and 18 inches below the timber of the lower gallery. The top
timbers of the upper gallery constitute the top timbers of the tunnel
during the excavation. They are supported above the masonry and the arch
is turned under them.

Side drains, six feet high and four feet wide, are excavated ahead of
the galleries, to assist the drainage of the ground through which the
galleries and tunnel are driven. The water from these drains is let into
the tunnel through its sides, and runs out with the general drainage
upon the invert below the road-bed. Holes are left in the invert at
proper intervals to facilitate this drainage.

The side drains are hereafter to be filled with stone, which will
constitute a blind drain, and also afford a proper support to the
masonry.

The work at this point is of difficult prosecution, but the performance
of the contract may be confidently expected.


THE BRICKYARD.

  The expenditures at the brickyard on the first day of July,
  1866, had reached,                                      $15,091 98

  Of this amount the brick machines, shafting, gearing,
  &c., cost                                                $5,048 68

  And the engine,                                           2,255 50
                                                           ---------
                                                           $7,304 18

Twenty-four thousand bricks can be moulded daily. The drying yard is 300
feet long and 120 feet wide. The kiln shed is 300 feet long and 50 feet
wide, and of capacity to burn all the bricks that can be moulded. There
are six brick machines, four of which are in use. They are driven by an
engine, and used alternately, two each day. The making of bricks at the
yard commenced June 26 and closed October 24, 1860. About 1,700,000
bricks were made, of which 80 per cent. are sufficiently hard for use in
the tunnel, which is estimated to be sufficient to complete the 374 feet
of tunnel now under contract.

The clay for the bricks is found near the yard, and hitherto a
sufficiency of sand has been found in the vicinity; but it is less
abundant than the clay.


MISCELLANEOUS.

  In addition to the property enumerated under the preceding
  heads, the State has at North Adams, a freight house, cashier's
  office, engineer's office, stable and two coal sheds, and opposite
  the West End on the Pittsfield and North Adams Railroad, an
  additional freight house. There are also two instrumental
  station houses on the east and west summits respectively, all
  of which are occupied by the State for the purposes of the
  enterprise. There is also one seven-horse engine and three
  small compressors. Tho State has also four mule teams, three
  of four, and one of two animals, making fourteen in all. There
  were also used on the work in the early part of the year, twelve
  or fourteen horses, employed in hauling clay, sand, wood, &c.
  Six of these have been sold to Mr. Farren, and the remainder
  are to be disposed of. To this enumeration should be added
  five horses and three or more carriages kept at the stable at
  North Adams for the transportation of the engineers, superintendent,
  master mechanic, &c., from point to point along the line of
  operations wherever their presence and services might be needed.
  The expense of the stable, including the pay of the keeper,
  for the past year, was,                                    $1,900 00

  which covers the price of three carriages,      $500 00
  and one harness,                                  40 00
                                                  -------       540 00
                                                             ---------
       Leaving,                                              $1,360 00

for the expense of keeping five horses, and the repairs; which is about
five dollars per week in all. The charge for keeping horses at the
stable in North Adams, is five dollars per week for feed; and the cost
for the use of one horse and wagon from North Adams to the East End, is
four dollars. These horses were also used to transport the commissioners
and the committee visiting the tunnel, when required for that purpose.


THE ROAD BETWEEN THE TUNNEL AND NORTH ADAMS.

It is proposed to change the course of, the road as it emerges from the
tunnel, and two lines have been surveyed, which, diverging near the
approach cut, unite again about midway from thence to the village. The
difference in length is about thirty feet. The northerly line is the
least expensive to construct, and best favors the landholders on the
route. It has the recommendation of the engineer, and the approval of
the consulting engineer, and will probably be selected. There are
reasons for an early location of this portion of the road which call for
a prompt action in this behalf on the part of the commissioners, which
will undoubtedly be taken.

The following table shows the expense of the tunnel and the land and
works connected therewith under the administration of the commissioners,
as found November 1, 1866:--

  Deerfield Dam,                            $127,982 80
  Race,                                       23,417 54
  Excavation and Masonry at East
    End of Dam,                               12,802 46
  Wheel pits,                                 70,723 23
  Gates and Overflow,                          9,986 26
                                             ----------    $244,912 29
  East End Heading,                                         103,731 45
  East End Enlargement,                                      80,317 10
  East End Heading Enlargement,                              17,559 46
  Central Shaft,                                            144,423 75
  West Shaft,                                               179,041 69
  West Approach,                                            247,900 75
  Building East End,                                         31,688 99
  Building West End and Shaft,                               40,010 13
  Building Central Shaft,                                    12,026 83
  Building General Account,                                   9,537 37
  Engineering and Superintendent,                            84,840 48
  Machinery West Shaft,                                      57,111 73
  Machinery East End,                                        87,032 38
  Machinery Central Shaft,                                   51,364 01
  Machinery Deerfield Dam,                                   10,820 93
  Machinery General Account,                                 62,600 76
  Machinery West End,                                           539 89
  Land and Land Damages,                                     17,513 21
                                                         -------------
                                                         $1,482,973 20

The following table shows the cost of the works under the classification
of outside and inside expenditures, as given by the consulting
engineer.

_Outside Expenditures._

  Deerfield Dam,                                           $244,912 29
  Buildings East End,                       $31,688 99
  Buildings West End and West Shaft,         40,010 13
  Buildings Central Shaft,                   12,026 83
  Buildings General Account,                  9,637 37
                                            ----------       93,263 32
  Machinery East End,                       $87,032 38
  Machinery West End,                           539 89
  Machinery West Shaft,                      57,111 73
  Machinery Central Shaft,                   51,364 01
  Machinery Deerfield Dam,                   10,820 93
  Machinery General Account,                 62,600 76
                                            ----------      269,469 70
  Land Damages and Land,                                     17,513 21
  Engineering and Superintendence,                           84,840 48
                                                           -----------
        Total outside expenditures,                        $709,999 00

_Inside Expenditures._

  East End Heading,                        $103,731 45
  East End Enlargement,                      17,559 46
  East End Bottom,                           80,317 10
                                           -----------
                                           $201,608 01
  Central Shaft,                            144,423 75
  West Shaft Headings, &c.,                 179,041 69
  West End approach cut, drifting
    and arching,                            247,900 75
        Total inside expenditures,          ----------      772,974 20
                                                         -------------
        Total expenditures to November 1, 1866,          $1,482,973 20

The exact correctness of any classification of the expenditures is not
very important, inasmuch as the sum total is chargeable to the
construction of the tunnel; but the Committee do not see the propriety
of charging the engineering and superintendence exclusively to the
outside expenditure. They have seen a classification which gave,--

  Amount put into buildings machinery, &c.,                $673,531 24
  Spent in the work,                                        809,441 96
                                                         -------------
        Total,                                           $1,482,973 20


GENERAL SUMMARY OF THE FORCE EMPLOYED ON THE TUNNEL,

November 1, 1866.

  Thomas Doane, Chief Engineer, salary,                      $3,600 00
    He providing his horses.

  Paul Hill, Superintendent of Labor,                         3,000 00
    His horse furnished to him.

  _In the Chief Engineer's Office._

  H. G. Burgess, Master Mechanic, soon to leave,             $1,800 00
  John Christiansen, Mechanical Draftsman,                    1,500 00
  Austin Bond, Clerk, &c.,                                    1,500 00
  Edward Stowell, temporarily engaged in making fuse,         1,000 00
  Roswell Houghton, hostler in village, $2.00 per day.
  Charles P. Bradley, hostler at T. Doane's house, $18 per month.
  Roger Tappan office boy and rod-man for Mr. Granger, $1.50
    per day.
  _West End._--Wages from $1.25 to $3 per day,                       5
  _Brick-Yard._--Wages from $2 to $5.89 per day,                    13
  _New Shaft._--Wages from $1.78 to $3 per day,                     31
  _West Shaft._--Wages from $1.50 to $3.50 per day,                102
  W. P. Granger, civil engineer, is resident in charge of
    West Shaft, New Shaft and West End. Salary $1,350,               1
  _Central Shaft._--Wages from $1.50 to $5,                         83
    This number includes the time-keeper and H. G.
    Coolidge, resident engineer.
  _East End._--Wages from $1.50 to $:1.25,                         115
  F. W. D. Holbrook, resident engineer, in charge at a
    Salary of $1,350,                                                1
  Add force in general charge and not confined to any
    particular point,                                                8
                                                                  ----
        Total in the employ of the State,                          359
  Add at the West End in Mr. Farren's employ, about                100
                                                                  ----
        Total employed upon the tunnel,                            459


EXPERIMENTS.

The interest awakened by the magnitude of the undertaking to tunnel the
Hoosac Mountain, and the anxiety manifested for its early completion,
prompted the commissioners to the discovery of means to accelerate the
progress of the work. Their attention was naturally directed to the
operation of drilling, and with a view of improving upon the machine
drill used at Mont Cenis; scientific mechanics have been employed to
devise and construct a drill that should attain that end.

As a first step Gouch's patent of the hollow piston-rod, was purchased
for New England, for the sum of five hundred dollars. After which, a Mr.
Gardner was employed to construct a drill; but his efforts failed of
success after an expenditure of thirteen hundred dollars. A Mr. Butler
was engaged to devise a machine, but in the course of studying the
subject, his health failed and his services were lost.

A Mr. Hanson completed a machine which promised some success; but on
trial it proved a failure.

A second machine called the Brooks, Burleigh and Gates drill, was made
under the direction of the commissioners at Fitchburg. This machine was
put upon the works and used for several months.

A third machine, called the Burleigh drill, an improvement upon the
preceding one, was next produced, which is now at the works on the East
Heading.

About $13,000 was spent upon these experiments, resulting in the
construction of the Brooks, Burleigh and Gates drill, and the
manufacture of four of them. About one-half of this expenditure may be
charged to these last drills; the other was unproductive of anything of
value.

The Brooks, Burleigh and Gates drill was patented, but the Commonwealth
has the right to use them in the construction of the tunnel.

These machines will now be described.


THE HANSON MACHINE.

This machine has a cylinder and valve motion, similar to a steam-engine.
The piston is hollow, the drill-bar which may be of any required length,
passing through it, is moved with the piston, by means of four wedges or
cams on each end of the piston; these cams are pressed on the drill-bar
by means of sliding collars forced upon them by a complex arrangement
operating alternately. The drill-bar is rotated by means of a ratchet
operated by a spiral groove in the shield of the machine. The main
difficulty in this machine was in the complex arrangement for forcing
the collars upon the cams or wedges. It did not work well in a
horizontal position. The machine consisted of one hundred and twenty
pieces, and weighed five hundred and ninety-five pounds.


THE BROOKS, BURLEIGH AND GATES MACHINE.

This machine has a hollow piston, the drill-holder being a screw passing
through the piston, moving with it, and fed through it, by means of a
nut on the end of the piston-rod. This nut is held by means of a cap or
union nut, as it is called, the union nut being screwed on to the
coupling, and the coupling nut screwed to the piston-rod. The feed-nut
protrudes through the union nut, and is allowed to turn round in it. On
the end of this feed-nut is a ratchet gear covered by a ratchet-band
with an arm upon it, all moving with the piston. The ratchet arm moves
up and down in a spiral groove, the groove being in a shield attached by
screws to the cylinder; on the ratchet-band there is a pall and two
springs, one under the other. One of the springs holds the pall in gear,
the other holds it out of gear. As the piston moves down, the outer
spring comes in contact with a trip which is on the shield and is lifted
up, allowing the under spring to throw the pall into the ratchet, and as
the piston is moved back, turns the nut round, thereby feeding the screw
forward. At the extremity of its backward stroke, the pall comes in
contact with another trip on the shield which lifts it out of gear, the
outer spring having a catch upon it which holds the pall when thus
lifted out. The rotary motion is given by a ratchet on the coupling-nut,
covered by a ratchet-band the arm of which moves in a spiral groove in
the shield similar to the other, only having a spring to hold the pall
in the ratchet; this rotates all the parts on the piston except the
ratchet-bands and cross-head. The latter is held between two check-nuts
on the coupling-nut. To this cross-head is attached a bar which
communicates with a valve which opens the port when the piston moves
back, and shuts it when it moves forward; the air is always on during
its backward stroke. The piston having a greater area on the forward
than on the backward stroke, overcomes the backward pressure and moves
the piston ahead, and when cut off, the continued pressure forces the
piston back.

This machine is automatic; generally running until some portion of it is
destroyed. No part of the machine has been found strong enough to
withstand the friction upon it for any considerable portion of time. The
union nut has proved its weakest point, and the breaking of this
generally destroys that part of the piston to which it is attached.
Another point of weakness is the feed ratchet-band, the springs of which
are almost continually breaking.

The machine consists of eighty pieces; twenty-three of which are screws,
fifteen pins, and seven pieces of cast iron. It weighs 240 pounds, runs
about 200 strokes per minute, and costs about $400. Its longest run
without breaking has been five days. The run of one of them two days
without breaking during the time, is considered fortunate. The average
breaking is more than one a day. A table showing the list of breakages
will follow this description.

The piston-head of this machine has a diameter of 4-5/8 inches. The
diameter of the piston-rod is 4 inches at the large end and 2-1/4 at the
small end.

So there are 12-87/100 square inches of air area to drive the drill
ahead into the rock, and 4-23/100 to draw it out; but as the air is not
taken off from the front end, the actual pressure is upon an area of the
difference between the two, or 8-64/100 square inches.

Table showing Number of Drilling-Machines Broken, &c.

  Column Headers
  A. No. Machines Broken.
  B. Cross Heads
  C. Cylinder Flanges.
  D. Coupling Nuts.
  E. Feed Springs.
  F. Feed Palls.
  G. Ratchet Covers.
  H. Valve Stems.
  I. New Packing.
  J. Tapper Bars.
  K. Screw Spindles.
  L. Union Coupling Nuts.
  M. Feed Nuts.
  N. Shields.
  O. Piston Heads.

  ======================================================================
    1866.   [A]  [B] [C] [D] [E] [F] [G] [H] [I] [J] [K] [L] [M] [N] [O]
  ----------------------------------------------------------------------
  July 21,    32  5   2   4   3   2   2   1  10   7   -   -   -   -   -
       31,    67  7   2   1  10   4   5   2  18  14   2   3   -   -   -
  Aug.  7,    75  4   1   -  18  15   8   4  39   6   4   -   -   -   -
       14,    76  6   -   5  25  17  11   3   -  10   1   6   1   1   -
       21,    65  7   1   3  28  15  13   7   -  12   -   1   2   -   -
       31,   102  1   1   9  64   7  18   2   -  10   2   4   5   1   -
  Sept. 7,    65  1   1   -  27   4  24   -   -   5   2   1   1   -   -
       14,    60  2   5   -  23   2  12   2   -  10   -   3   2   1   1
       21,    56  1   1   1  28   6  13   -   -   3   -   1   2   2   -
       30,    56  3   2   1  31   3  16   2   -   4   -   1   9   1   -
  Oct.  7,    54  7   -   -  39   2   7   1   -   9   3   -   1   2   -
       14,    53  5   1   2  28   5  10   1   -   9   1   4   6   2   -
       21,    58  3   -   -  28   4  13   -   -   9   3   -   4   2   -
       31,    77  7   1   2  63   4  11   2   -  12   1   2   6   2   -
  Nov.  7,    38  2   -   2  19   3  13   -   -   8   2   -   3   4   -
       14,    40  1   1   -  17   2   9   -   -   8   3   2   4   -   -
       21,    44  -   1   -  32   1   4   -   -   7   -   1   1   1   -
       31,    66  -   -   -  34   2  11   -  13   8   1   1   -   1   -
          --------------------------------------------------------------
           1,084 62  20  30 517  98 200  27  80 151  25  30  47  20   1
  ======================================================================

About forty of the Brooks, Burleigh and Gates machines have been used at
the tunnel; of these eight or ten were originally vertical, and intended
for use at the Central Shaft. At the commencement of their use, the
machines were new and had their best wear in them; there were from
twenty to twenty-four at the beginning. In a short time they began to
break down, but by putting on a large repair force and converting the
vertical machines into horizontal ones, a fair supply was kept up for
from two to three months, at the end of which time the greatest machine
progress was attained, viz., fifty-four feet and six inches, in
September. After that the progress diminished very much, and in
proportion to the giving out of the machines. It is the opinion of the
engineer that if a constant supply of machines could have been
furnished, that the progress would have reached a point much beyond that
obtained by hand labor; but with the stoppage of the supply, the number
of machines that could be kept in working order was daily reduced, and
at last it fell down to two or three, and finally, at times, none were
in condition to work. The frames were, however, kept in the tunnel to
await the completion of the Burleigh machine, the reception of which was
retarded till late in October; much beyond the time anticipated by the
commissioners, although the work of their construction was carried on
continuously night and day. They came at intervals of several weeks, two
at a time; the first of which were put into the tunnel on the
thirty-first day of October. Through the month of December, four of
these machines were at work.


THE BURLEIGH MACHINE.

Has a solid piston (so called,) which has a hole in its back end to
allow the feed-screw to pass in without touching; the drill is secured
to this piston. On the back end of the piston is a section of a ball
used as a cam, which works the valve and the feed-motion. The valve is
rotated by a rod lying on the band of the cylinder; upon this rod are
two cams which perforate the band of the cylinder. The action of the
piston brings the ball on its end in contact with these cams, rocking
them up and down; the rod to which they are secured being connected with
the valve, imparts to that its motion. This machine is fed altogether on
ways, or a bed-piece, upon which is the feed-screw; the feed-nut is upon
the end of the cylinder-band. To this feed-nut is attached a
feed-ratchet, which is held between two collars, allowing it to turn
round. Upon the cylinder-band is a lever, one end of which passes
through the band; upon the other end is a pall. The motion of the piston
raises the lever up, pressing the end containing the pall against the
ratchet which turns the nut on the feed-screw, thus moving the machine
forward. The rotating ratchet is in the band of the cylinder and has a
spline in it, and a pall on its outside. The piston having a spiral
groove is turned by this ratchet as it moves down. On the return of the
piston, the pall drops into the ratchet and then the piston is turned.
The piston is not encumbered with any machinery, and moves alone; its
area of air is greater on the forward than on the backward stroke; the
alternation of the valve admits the air. The machine, like the one last
described, contains eighty pieces; it has the same number of screws and
pins, and weighs 372 pounds including the ways or bed-piece; without the
ways its weight is 212 pounds. Its number of strokes is about 300 per
minute, and its blow somewhat lighter than that of the other. This
machine is not entirely automatic; the feed-motion not working regular;
when it does not, it is fed by hand, which is a simple process.

These machines stand the work much better than those first made at
Fitchburg. Their average time in the tunnel without repairs in the
interval, is about five days; they have needed repairs in two days; one
remained at work fourteen days. They accomplish double the work without
repairs that those do which were made after the previous pattern. There
is a further advantage in using the Burleigh machines; their breaking,
when it occurs, is not very serious, the injured parts consisting mainly
of cams, can generally be replaced at the tunnel; whereas for the
repairs on the Brooks, Burleigh and Gates machine, the dependence to a
very great extent has been upon the machine shop at Fitchburg.

The piston-head of this machine has a diameter of 4-25/100 inches. The
diameter of the piston-rod is at the large end, 3 inches, at the small
end, 2-75/100 inches.

So the number of inches of air area, is 8-20/800 when the drill is
propelled upon the rock, and 7-7/100 when returning from it.

A full complement of men to work the machines first used, would be,
perhaps, thirteen. Mr. Gates, who superintended their operation in the
first instance, began with fourteen, but they were reduced to thirteen.
The Burleigh machine practically requires feeding, and a full set at
work would probably demand fifteen men for their successful operation.

The value of these machines has not yet been ascertained. The Committee
are of opinion that when a full complement shall have been obtained, so
that the workmen can have at all times a full supply upon the frames,
that greater progress can be obtained by them than by hand drilling; and
after a few months operation, the cost of using them, in comparison with
hand labor, can be fairly tested. But as the Brooks, Burleigh and Gates
machine has been abandoned, no useful results would be obtained by
comparing the expenses within the tunnel during the months of July,
August and September, with three corresponding months when hand
drilling was carried on, and no satisfactory comparison can be made
between the working of the Burleigh machine and hand drilling, until a
sufficient number of machines has been introduced into the tunnel to
keep the men fully employed. It is to be hoped that machines sufficient
to make the test may be soon obtained, and that this desirable
information may be made known.

The introduction of the first machine into the tunnel, before its
capacity, strength, and expense of working had been fully tested, was
unfortunate, inasmuch as its use there delayed the progress of the work.
The second machine gives such promise of success, that it will be
continued in use in the tunnel until a fair test has been made. But
should the Burleigh machine prove unsuccessful, and further attempts
with machines be attempted, the Committee recommend that their
usefulness be tested outside of the tunnel, and meanwhile the excavation
with hand drills be resumed.


EXPERIMENTS WITH DR. EHRHARDT'S POWDER.

The first blast was fired in the tunnel at the East End on the 20th of
November, but owing to the presence of charcoal or some other substance
in the article, a poisonous gas was evolved which effected the miners
disagreeably, and drove them from the work. The subsequent experiments
at this point were not satisfactory, and were discontinued, and
subsequently resumed at the Central Shaft, where it was used most of the
time for a week, varying its composition from time to time. At the close
of the week, while preparing for the last blast, a premature explosion
took place, resulting in the death of one of the miners, and the injury
of three or four others.

The material result of this experiment was as follows:--With 261 days'
work and 139-1/2 lbs. of powder, 202 buckets of stone were removed;
while in the preceding week, using common powder (schaghticoke) with
251-3/4 days' labor and 236 lbs. of powder, 168 buckets of stone were
taken out. The cost of the experimental powder is about twice as
expensive as the common powder, and its superior strength is apparent
from the above result.


EXPERIMENTS WITH NITRO-GLYCERINE.

During the summer, some experiments have been made with this explosive
agent. A quantity, costing $934.29, was brought to the works by Colonel
Schaffner, who exhibited the action of the material in various ways,
with a view of testing its power, and the comparative safety of
introducing it instead of powder. After repeated trials outside of the
works, during which about three-fifths of the material was consumed, it
was introduced into the tunnel at the West Shaft with the following
result: It was used for three days at the East heading of the West
Shaft; the advance made in the heading was for the time, 14-1/2
feet;--being an advance of 4.82 feet per day, and at the rate of 125.33
feet per month.

  In these three days there were taken out of the enlargement
  151.76 yards of stone. To remove this quantity
  with powder would cost, on an average, per yard,               $9 84
  Actual cost with glycerine,                                     6 20
                                                                 -----
  Difference,                                                    $3 64

  Multiplied by 151.76, gives.                                 $552 40
  In the same time there was removed of heading
     60.15 yards.
  To remove an  equal amount by powder
    costs, per yard,                              $16 25
  Actual cost with glycerine, per yard,             6 05
                                                  ------
  Difference,                                     $10 20
  $10.20 multiplied by 60.15, gives                             613 53
                                                              --------
                                                             $1,165 93
  Cost of the glycerine used during the three days,
    being 2/5 of $934.29,                                       350 36
                                                              --------
  Saved, by using glycerine, in three days,                    $815 57

  Which is a saving by the use of glycerine, per day,
    of                                                         $276 85.4
  and allowing three hundred successful working
    days in the year, an annual saving of                    $81,557 40

The progress made at the West Shaft on the East heading the present
year, ending December 31, 1866, is 626 feet and 8 inches. This progress
was somewhat lessened by the influx of water in December. The monthly
advance has been 52 feet and 2 inches. The average of the eleven months
ending with November is 53 feet and 6 inches. Assuming the progress made
with glycerine during the three days of its use to be obtainable
throughout the year, the monthly progress, using that material, would be
120 feet and 10 inches, on a calculation of twenty-five days to a month,
which would give an annual advance of 1,450 feet.

Without vouching for results so favorable to the progress of the work,
it is impossible to overlook the importance of the experiment; and the
Committee are of opinion that this material, if it can be procured,
should be introduced into the tunnel and shafts, and a thorough
experiment made, in order to determine whether it can be used with an
advantage even approximating to that shown by the first trial.

Experience has proved that the rock at the Hoosac Mountain is of a
peculiar character: comparatively easy to drill, but extremely hard to
displace, and that its advantageous excavation requires a strong
explosive agent. The difference in the use of weak and strong powder is
at once observed, and the effect of simultaneous blasting, by the aid of
electricity, is proved by the increased progress of the work since it
has been used. It would seem evident, then, without the aid of
experiment, that an explosive agent, possessing eight times the power of
common powder, would be a valuable auxiliary to this undertaking; and
that if such an one could be obtained, and safely used, no time should
be lost in procuring a supply.

The use of nitro-glycerine in England is not uncommon; its components
are well known; and the Committee are informed that it might be
advantageously manufactured at any point where it is used.


ELECTRICAL FIRING.

The experiment of simultaneous blasting by electricity has been made
with admitted success. The increased progress in the Central Shaft from
an average of about 18-1/2 to 23 feet per month, demonstrates its
utility, and will undoubtedly insure the continuance of that mode of
firing in preference to the method formerly practised.


THE TROY AND GREENFIELD RAILROAD.

The completion of the railroad from Greenfield to the tunnel has been
contracted for with B. N. Farren, for the sum of $545,000, exclusive of
the cost of depot buildings, turn-tables, and engineering expenses. The
road to be opened for travel to Shelburne Falls by the 15th of November,
1867, and to the tunnel by the 15th of July, 1868. A lease of the same
has been executed to the Fitchburg and the Vermont and Massachusetts
Railroad Companies, at a rent of $30,000 per year, to expire on the
completion of the tunnel, or whenever the work on the same shall be
stopped, by competent authority.

Mr. Farren commenced work under his contract about the 20th of October.
At this time there were about four miles of track,--exclusive of that
which had to be removed with the trestle-bridges,--built by Mr. Haupt.
Some portions of the track were in fair condition; but the larger part
of it must be relaid. Many of the ties are of hemlock; they are all
decayed and must be removed, and new ones substituted. None of the
bridges were strong enough to be used, and the timber of which they were
constructed is too much decayed to be used for building purposes: There
is on hand in addition to the track laid, chairs, or connecting joints,
sufficient to lay five miles of rails; also about ten thousand chestnut
ties. Such of these as had been properly piled are sound. Many of them,
however, are so much decayed, as to be unfit for use.

The road-bed has in many places been injured by rain and frost. At
exposed points near the river, it is entirely destroyed. Comparatively
speaking, there was little masonry on the line. With the exception of
one pier, the bridge masonry at Green River will be taken down. All the
deep ravines were crossed by trestle work, and consequently there were
but few culverts. Of these some small ones are still standing in good
condition. Of the bank wall built, about one-half remains,--the
remainder has either fallen down, or will be taken down and rebuilt.

Very little alteration will be made in the general location of the line
or its gradients. The curvature will be very much modified and improved.
Some sharp and reversed curves will be entirely saved by the
substitution of straight lines. Others, where the expense of reduction
is not very heavy, will be materially changed. The alterations below
Shelburne Falls are substantially as follows:--

  A straight line substituted for one 2°, one 4° and one 6° curve.
  One   2°   curve substituted for one   4° curve.
  Four  4°     "       "        "  four  6°   "
  One   3°     "       "        "  one   6°   "
  Three 3°     "       "        "  three 6°   "
  Five  5° 30' "       "        "  five  6°   "
  One   3° 30' "       "        "  two   6°   "
  One   4° and two 2° curve substituted for three 6° curve,
    saving 45° and 60 feet.
  One   5° 40' curve substituted for one   7° curve.
  One   6°       "       "        "  one   7°   "
  Three 7°       "       "        "  three 8°   "
  One   5°       "       "        "  two   5° and one 6° curve.
  Two   3°       "       "        "  two   6° curve,
    saving 30° and 40 feet.

The same plan for improving the line above the falls will be pursued, so
that when completed, the road combining the alignment with the gradients
will, in the judgment of the engineer, be "superior for doing
economically a heavy traffic, to any railroad in New England which runs
east and west."

At Green River there will be substituted for Mr. Haupt's bridge of 700
feet built on a curved line one of 470 feet, to be constructed on a
straight line. The remainder of the ravine to be made a solid
embankment. All the bridges on the line are to be "Howe's Truss," and
equal in strength and durability to any in New England.

The trestle-work has been removed, and the ravines where it was placed
are being filled with substantial masonry and solid embankments.

On the first day of November Mr. Farren had about fifty men employed; on
the first day of December, two hundred and seventy-five, and on the
14th of December, when one of the Committee visited the line, he had
over three hundred.

About one-third of the masonry for Green River bridge has been built,
and the stone is quarried for the other bridges. Nearly one thousand
yards of culvert masonry and three hundred yards of bank wall have been
constructed, and from forty to fifty thousand yards of earth removed.

The timber for Green River bridge is sawed and will be framed in
January. The material for all the bridges below Shelburne Falls has been
contracted for, to be delivered early in the spring. Twenty thousand
ties have been purchased, together with posts and boards for fences. The
work at the rock-cut near Shelburne Falls will be commenced in the month
of January.

On the line below Shelburne Falls, there will remain in the road, the
following sharp curves, to wit: In the track as laid and not disturbed,
four of six degrees, and in the remainder of the line, six of six
degrees, three of seven, and two of eight. One of the eight degree
curves, is through a long heavy cut, and cannot be reduced without great
expense. The other is near the Deerfield River crossing, where all
trains will be required to run slow. It cannot be avoided without a
tunnel or a curve over the entire bridge. The three seven degree curves
occur in heavy rock-cuttings, and these are all the sharp curves that
are contained in a space of thirteen miles.

Above Shelburne Falls the alignment and grades are more favorable. From
the tunnel to the Deerfield River crossing, below Shelburne Falls, a
distance of twenty-two miles, there is but one ascending grade going
east; its location is about two miles west of the falls; it is one-half
mile in length, and is thirty-five feet to the mile. Within the same
space going east, there are the following descending grades, to wit: One
of forty-five feet per mile for 2,000 feet, one of forty feet for 6,000
feet, one of twenty-eight feet for 2,500 feet, and one, near the village
of Shelburne Falls, of fifty feet per mile for 5,300 feet. The remaining
grades are from five to twenty feet per mile.

The sharp curves remaining after the proposed improvements will be as
follows, to wit: Near the depot grounds at Shelburne, and running
through the village, there is necessarily one eight degree curve, and
on the seventeen miles between the falls and the tunnel, there occur
thirteen six degree curves. A slight change in laying the track will
increase the radius of these curves to 1,000 feet. This in some cases
can be done.

The county commissioners have been called out and have made an
adjudication in regard to the public crossings and alterations of
highways between Greenfield and Shelburne Falls.

The whole work below the falls is under good progress, and is being
prosecuted with great vigor. The laying of the track can be commenced as
early in the spring as the season will admit, and its extension to
Shelburne Falls, may, in the opinion of the engineer, be expected early
in October.

It appears from the foregoing, that of the work now in progress on the
road and tunnel, their is performed by contract,--the construction of
the railroad from Greenfield to the East End of the tunnel; the
enlargements east and west in the tunnel at the West Shaft; the
excavation of the New Shaft; and the arch masonry and excavation at the
West End; while the work at the East End, at the Central Shaft, the
heading and lifting at the West Shaft, the lifting at the New Shaft, and
the work at the brickyard has been performed by the State. No criterion
has been afforded enabling the Committee to determine upon the
comparative economy of the different modes of operation.

The commissioners in their able report in 1863, speaking of the manner
of constructing the tunnel, say: "It would not be wise nor according to
any precedent for the State to expect to get the work done at the
contract price if it should turn out to cost more. It would certainly
get no abatement if the price was found to be exorbitant. We are clearly
of the opinion that it should not be constructed by contract, excepting
in so far as parts of the work may be in detail to the men actually at
work upon it, and even such contracts should' not be permanent in their
character." That the commissioners in April last entertained the idea of
inaugurating and continuing the contract system so far as the same
should prove economical for the State, satisfactorily appears in the
following letter:

                                                BOSTON April 25, 1866.

  Hon. TAPPAN WENTWORTH, _Chairman of Hoosac Tunnel and Troy
                and Greenfield Railroad Committee._

DEAR SIR:--Hearing that questions have arisen in regard to the propriety
of contracting the work upon the Hoosac Tunnel, it may not be improper
for me to say that that subject (contemplated in the Act of 1863,) has
for a long time engaged the serious attention of the commissioners, who
have already a contract for constructing a portion of the West End,
before the governor and council, awaiting their approval under section 3
of chapter 214 of the Acts of 1863.

When the economic value of their new facilities shall be demonstrated,
they expect further to avail of this system 80 far as the interest of
the State (as represented by the rapid, economical and certain progress
of the work,) shall warrant.

While the high prices now prevailing will probably render the letting of
large jobs at this time injudicious, they are not of short contracts, or
of letting portions of the work to the miners by the piece.

              Very truly yours,              J. W. BROOKS, _Chairman_.

The Committee coincide with the views of the commissioners. And the
justness of their remarks, that the State must not expect to have the
work done at less than its cost, is borne out by the operations under
the contract for the West End enlargement, where the State has increased
the contract from four to seven dollars and fifty cents a perch, in
order to insure the miners a compensation for their labor.

It may be proper to state in this connection, that the labor done upon
the road and tunnel by early contractors, has not tended to a "rapid,
economical and certain progress of the work," and that if even the whole
work should be put under contract, the interest of the Commonwealth
would require the continuance of a commission, and the services of an
engineer of the highest skill and integrity to superintend its
performance in order to avoid a loss and damage similar to that which
occurred to the State while the work was under the nominal control of
the Troy and Greenfield Railroad corporation.

The retirement of all the gentlemen who comprised the board of
commissioners, first appointed under the legislation of 1862, affords
the Committee an opportunity to acknowledge the eminent talent and
ability which they respectively possessed for the discharge of the
important duties assigned to them, and to bear testimony to the industry
and intelligence displayed in their elaborate and comprehensive report
upon the subject of the railroad and tunnel in 1863. It was fortunate
for the State in that crisis in the affairs of this enterprise to be
able to command so much practical information upon a question so
interesting and important, and at the same time so difficult of
solution.

But in addition to the duty of furnishing an opinion of the feasibility
and mode of constructing the tunnel, and of the propriety of opening
this line of railway communication with the West, the commission was
instituted to carry on and superintend a most important and difficult
public work, involving the expenditure of several million dollars. Yet
each of the gentlemen composing the board was engaged in other duties
requiring substantially their whole time and attention. Under these
circumstances their personal observance of the progress of the work
could not be given to a degree satisfactory to the public, or essential
to the interests of the State, and the responsibility of the operations
came to devolve upon the engineer at the works, and the chairman of the
commissioners in Boston. These irksome labors were discharged with
diligent faithfulness, and as the event has proved with a physical
suffering to one of them that has called forth a general expression of
regret and sorrow.

By chapter 214 of the Acts of 1863, the governor is authorized to draw
his warrant on the treasurer for such sums as may be required, from time
to time, by the commissioners, for the purpose of carrying out the
provisions of law for the completion of the tunnel and railroad. The
commissioners under this enactment have made monthly requisitions upon
the governor, transmitting at the same time vouchers for the expenses of
the preceding month; and upon this information and requisition the
warrants have been drawn. By the 293 chapter of the Acts of 1866, a
general supervision of the work is vested in the governor and council,
with power to "correct abuses, remedy defects, and impose and enforce
requirements in such manner as the interests of the Commonwealth shall,
in their judgment, require." As the commissioners exercise a delegated
power, there would have been a manifest propriety in requiring of them,
from time to time, a report upon the progress of the work, and of their
own doings even under the Act 1863, so that the governor might have been
more fully provided with information touching the necessity of the
requisitions. But under the Act of 1866, it appears essential that the
commissioners should report monthly to the governor and council the
general plan of operations pursued, the progress of the work, and the
manner and extent of their own superintendence of the same.

The Committee are therefore of opinion that the commission should be
reorganized in such manner that the State could command the whole time
of its members: that a greater degree of personal attention should be
given by them to the work than it has heretofore received: that the
commissioners should keep minutes of their doings which shall be open to
the inspection of the governor and council, and the appropriate
legislative committee: that their monthly communications to the governor
and council should embrace, in addition to the past, and the requisition
for the current month, a report of the operations, the progress of the
work during the previous, month, and the manner and extent of their own
superintendence of the same.

The Committee are also of opinion that a due regard to economy in
conducting the enterprise requires that the commissioners should at
once, by experiment, ascertain the probable time required to excavate
the enlargement of the tunnel, and that the work upon the enlargement be
regulated and pursued with a view of avoiding any unnecessary delay in
operating the road after the heading is removed.

       *       *       *       *       *

In concluding this Report, the Committee cannot forbear to express their
obligations to Mr. Doane, the engineer in charge of the work, for the
assistance rendered by him in aid of their labors, nor withhold their
approbation of the faithful and able manner in which he has discharged
the duties of his office, so far as they have come under their
observation. The Committee are indebted to Mr. Hill, the superintendent
of labor, for his uniform attention during their examinations, and they
fully recognize his capacity for his position, and his interest in the
operations. They are likewise indebted to Mr. Hall, the intelligent
master of the machine shop, for very valuable information concerning his
particular department. And also to Mr. Field, the able and efficient
engineer of the railroad, for a very satisfactory report upon that
portion of the work under his direction.

  TAPPAN WENTWORTH,

  ----- -------,[C]
  WILLIAM L. REED,
  _Of the Senate._

  MOSES KIMBALL,
  GEORGE B. LORING,
  SYLVANDER JOHNSON,
  B. F. TAFT,
  E. H. CHISHOLM,
  SILAS JONES,
  JAMES R. GLADWIN,
  _Of the House._

[C] Hon. ALVAH CROCKER has not acted on the Committee since his
appointment upon the commission.





APPENDIX.





[A.]

    _Sketch of the Proceedings of the Troy and Greenfield Railroad
       Corporation, from its organization to the surrender of the Road
       under the mortgage, and the adoption of the work by the
       Commonwealth._

The charter of the Troy and Greenfield Railroad, was granted in 1848,
and authorized the construction of a railroad with one or more tracks,
from a point on the Vermont and Massachusetts Railroad, at or near
Greenfield, to some point on the line of New York or Vermont, convenient
to meet or connect with any railroad that may be constructed from any
point at or near the city of Troy, on the Hudson River in the State of
New York. Its capital stock was limited at $3,500,000.

The corporation was authorized to contract with the owners of any
contiguous railroad leading into or from either of the States of Vermont
or New York, for the use of the whole or any part thereof, or for the
running and operating the two railroads conjointly, or for the leasing
of such contiguous road, or for any other road, or for the letting or
hiring of their own road to the owners of such contiguous road, or of
any other road which composes a part of the railroad line between the
cities of Boston and Troy, of which the Troy and Greenfield Railroad
shall be a part.

The first meeting under the charter was held June I, 1848, at which
subscription papers were voted to be issued and circulated, in order to
organize the corporation. In 1849, March 16, the subscribers to the
stock held their first meeting, and organized under the charter.

At the annual meeting, February 6, 1850, the stock was apportioned among
the neighboring towns as follows:-

  Ashfield,        60 shares.
  Charlemont,     400   "
  Colrain,        150   "
  Conway,          50   "
  Greenfield,     700   "
  Hawley,         120   "
  Heath,          120   "
  Leyden,          30   "
  Monroe,          50   "
  Rowe,           100   "
  Shelburne,      400   "
  Buckland,       150   "
  Florida,        120   "
  Adams,        1,000   "
  Williamstown,   800   "
  Clarksburg,      40   "
  Hancock,         50   "
  Deerfield,      150   "
  Bernardston,     40   "
  Gill,            80   "
  Whitingham,      00   "
  Reedsborough,    00   "
  Stansford,       00   "
                0,000 shares.

It was also voted to apportion the directors among the towns in the
following manner, to wit:--

North Adams, 3; Florida, Rowe, Heath and Monroe, 1; Colrain, Buckland
and Hawley, 1; Shelburne, 1; Greenfield, Deerfield and Conway, 3;
Williamstown and Whitingham, 2; Charlemont, 1; and one director at
large.

Before the annual meeting in 1850, the directors had voted to assess
three per cent. upon each share of the capital stock. This vote was
passed April 11, 1849, and on the first day of October in the same year,
they voted that the construction of the road from the State line at
Pownal, Vermont, to Adams, and from Greenfield to Shelburne Falls, be
put under contract as soon as sufficient subscription shall have been
obtained therefore, and that the two ends aforesaid shall be constructed
simultaneously.

1850, January 28, the treasurer had received the sum of $2,203.94, and
had paid out on bills approved by the president, $2,203.57, leaving a
balance in the treasury of $0.37.

Sundry assessments amounting in all to 75 per cent. upon the
subscriptions, were afterwards voted, the last on the 6th of May, 1852.
These assessments were rescinded by a vote passed July 23, 1858, and it
also voted that the several amounts heretofore paid by individual
stockholders, except on assessment laid April 11, 1849, be credited to
their several accounts on assessments now or hereafter to be made.

1850, October 28, the contract with Messrs. Gilman and Carpenter, was
ratified, and on the 29th, the president was authorized to execute it.

The Committee have not found this contract nor any record stating its
provisions.

December 27, 1850, a committee reported that the whole amount of stock
subscribed, was $250,800, of which $7,200 was payable in land damages
and materials for the road; and that Messrs. Gilmore and Carpenter had
subscribed for 500 shares of stock, to wit, $50,000.

On the 7th day of January, 1851, the directors voted to break ground the
next day, and on the 27th of May in the same year, they voted to expend
a sum not exceeding $25,000, in experiments upon the east side of the
mountain, at or near the mouth of the proposed tunnel.

In 1851, the corporation petitioned the legislature for a loan of the
State credit for two million dollars; but the application was
unsuccessful.

The failure to secure the aid of the Commonwealth, appears not to have
discouraged the corporation, for on the 7th of August, 1851, the
directors voted that they would proceed forthwith from Adams to the New
York line, and simultaneously incur all the necessary expenses to make
thorough experiments with such machines as promise to facilitate the
construction of the tunnel, and when the road is begun from Greenfield,
it shall be after an arrangement is made to construct it to the foot of
the mountain in Florida and connect in some way with the road at North
Adams.

The Troy and Greenfield Railroad Corporation having directed its
attention to a connection with the Troy and Boston Railroad Company
through a portion of the State of Vermont, and a charter having been
obtained from the legislature of Vermont, incorporating the Southern
Vermont Railroad Company, whereby such connection could be made, a
committee of the directors of the Troy and Greenfield Railroad Company
and of the Southern Vermont Railroad Company made an agreement, subject
to the modification or ratification of the stockholders of each company,
"that the stock of both of said companies and their franchises from said
Greenfield to the west line of Pownal, in the State of Vermont, shall
become and be one joint, consolidated stock and interest, with equal and
common rights and privileges to the stockholders of both companies;" it
being understood that an application shall be made to the legislature of
Vermont for a change of the name and style of the joint corporation
mentioned in the said Act of the Vermont legislature. This report was
made to the board of directors, and it was voted that the same "be
accepted and adopted, recorded and placed on file." Subsequently the
Southern Vermont Railroad was leased to the Troy and Greenfield
Corporation on a perpetual lease for $12,000 per year; and the 21st of
April, 1860, it was purchased by the Troy and Greenfield Corporation for
the sum of two hundred thousand dollars, with money advanced to the last
named corporation by the Commonwealth. In the report of the
commissioners on the Troy and Greenfield Railroad and Hoosac Tunnel, the
Southern Vermont Railroad is estimated to have cost from $110,000 to to
$125,000 only.

In 1858, another application was made to the legislature for a loan, but
with the same result as in 1851. In both instances, committees reported
in favor of the application.

In 1854, the application was renewed, and was successful. The Act was
passed on the fifth day of April, 1854. By the first section, the
treasurer was authorized to issue scrip, as certificates of debt, for
the sum of two million dollars, to be expressed in the currency of Great
Britain or in federal currency, as the directors of the Troy and
Greenfield Railroad should elect, to bear an interest of five per cent.,
payable semi-annually, and redeemable in thirty years, for the purpose
of enabling the Troy and Greenfield Company to construct a tunnel and
railroad under and through the Hoosac Mountain, in some place between
the "Great Bend" in Deerfield River, in the town of Florida, at the base
of Hoosac Mountain, on the east, and the base of the western side of the
mountain, near the east end of the village of North Adams, on the west.
The scrip was to be delivered to the treasurer of said Troy and
Greenfield Railroad Company in the manner and upon the conditions
following:--$100,000, when it should appear to the satisfaction of the
governor and council that said company had obtained subscriptions to
their capital stock in the sum of $600,000, and twenty per cent. upon
each and every share of said six: hundred thousand dollars should have
actually been paid in, and seven miles of their railroad and one
thousand lineal feet of their said tunnel under the Hoosac, in one or
more sections, of size sufficient for one or more railroad tracks,
should have been completed.

$100,000, when ten miles of their said railroad, in one or two sections,
and ten thousand lineal feet of their said tunnel, in one or more
sections, should be completed.

$100,000, when fifteen miles of their said railroad, in one or two
sections, and three thousand lineal feet of their said tunnel, in one or
more sections, should be completed.

$100,000, when twenty miles of their said railroad, in one or two
sections, and four thousand lineal feet of their said tunnel, in one or
more sections should be completed.

$100,000, when twenty-five miles of their said railroad, in one or two
sections, and five thousand lineal feet of their said tunnel, in one or
more sections, should be completed.

$100,000, when thirty miles of their railroad, in one or two sections,
and six thousand lineal feet of their tunnel, should be completed.

$100,000, when thirty-two miles of their railroad, in one or two
sections, including all the line east of Florida, and seven thousand
lineal feet of their tunnel, in one or more sections, should be
completed; and for each additional portion or portions of said tunnel of
fifteen hundred feet, in one or more sections, completed by said
company, $100,000, subject to the condition that the last $200,000
should be reserved until said company, or their successors, should open
their railroad for use from Greenfield to the line of the State in
Williamstown; and subject also to the condition, that, prior to the
second delivery of scrip, thirty per cent. of the same shall have been
paid in cash to the treasurer of the company by the stockholders
thereof, in addition to the $120,000 to be paid prior to the delivery of
any scrip; and that upon each application for scrip, in pursuance of the
law, and prior to the delivery thereof, thirty per cent. of the scrip
then applied for shall have been paid by the stockholders to the
treasurer of the company until the $600,000 subscribed for has been paid
by the stockholders.

The Act further provided, that the treasurer of the company, within
three months from the receipt of any scrip, should pay to the
commissioners of the sinking fund created by the Act, ten per cent. on
the amount of scrip so taken as a sinking fund; and after the road
should be opened for use, twenty-five thousand dollars should be
annually paid to said commissioners for the same purpose.

The Act further provided, that the said company should execute an
assignment, as a pledge or mortgage on the railroad, with its franchise
property and income, conditioned to pay the principal sum of said scrip,
or so much thereof as the sinking fund should be insufficient to pay,
and the interest, as the same became due; and that said company should
assign all the interest it then had, or might afterwards obtain, in the
Southern Vermont Railroad Company.

In 1855, the legislature authorized certain towns on the line,--to wit:
Ashfield, Buckland, Conway, Colrain, Charlemont, Deerfield, Greenfield,
Hawley, Heath, Rowe, Shelburne, Adams, Florida, and Williamstown,--to
subscribe three per cent. on their valuation, respectively, to the
capital stock. This Act was not fully complied with on the part of the
towns, and $125,000 only is reported to have been realized from that
source.

In 1855 a contract with E. W. Serrell to construct the work was reported
to and accepted by the directors. This contract does not appear among
the papers of the corporation, and its terms cannot be stated.

At the same time the capital stock of the corporation was by a vote
increased to $1,500,000, and a location designated as the east line on
the railroad near Cheapside was adopted. This singular resolution was
also passed:--

_Resolved_, That the direction of the engineering operations within the
Hoosac Tunnel after the location of the line is adopted, and plans
perfected for the same, be left with the contractor, excepting the
measurements for monthly and final estimates and the final acceptance of
the work.

1855, July 18. Mr. Serrell having proposed to subscribe the sum of
$600,000 (less the amount of the new subscription made by others,)
provided the company would make such allowances as would enable him to
dispose of the proposed issue of $900,000 of bonds advantageously, the
directors voted to add $300,000 to the contract prices of the work, and
that said $900,000 bonds as provided by the contract should be issued as
soon as authorized by the stockholders, and placed in bank by the
trustees to the credit of such persons as shall deposit against the same
cash or railroad iron equal in value to sixty-five cents on the dollar.
The said bonds to be taken by said Serrell at par and so estimated in
his contract.

At this time sixteen hundred and thirty-five shares of new stock had
been subscribed, amounting to $163,500.

The trustees alluded to in the foregoing vote were selected by a
committee appointed for the purpose, and with power to execute to them a
mortgage. They were J. V. C. Smith, Paul Adams and John G. Davis, all of
Boston. The mortgage was executed, and is known in the history of the
road as the "Smith mortgage." A resolution explanatory of this
transaction was passed August 16, 1855, in the following words:--

"_Resolved_, That, whereas by the terms of the provisions of the
resolution of July 18, 1855, by which it is provided that the bonds of
the company to be issued, are to be placed in bank, &c.; therefore, as
explanatory thereto, be it

_Resolved_, That it is not intended thereby to prevent the operation of
the contract, but that the said bonds are to be delivered to Serrell &
Co., on the warrant of the engineer, countersigned by the president and
treasurer, whenever the engineer shall draw therefore on monthly or
final estimates."

1856, February 7. The president reported to the directors that a
contract had been redrafted and concluded with Messrs. Serrell, Haupt &
Co., which was read, accepted and ratified, and the committee
discharged. This contract was probably dated January 31, 1856, but the
Committee have not been able to find it among the papers of the
corporation.

1856, May 22. The directors voted, that in case Messrs. Serrell, Haupt &
Co., would enter into an agreement to carry on the work of the Troy and
Greenfield Railroad Company, in compliance with the terms and conditions
of the loan Act, until 2,000 feet of the tunnel should be completed, the
corporation would substitute bonds instead of stock in all payments to
be made on account of work to be done to that time.

The treasurer was authorized to give the acceptance or notes of the
company, to an extent equal to the whole indebtedness of the company to
said contractors, upon which to raise money to carry on the work.

That the company would pay or allow to said contractors all discounts or
losses to which they might be required to submit, provided such
discounts or losses did not exceed the rate of 15 per cent. per annum.

That the trustees of the mortgage bonds should deliver to Mr. Herman
Haupt one hundred thousand dollars in the bonds of the company in
addition to payments due for work, said bonds to be sold or hypothecated
by him, and the proceeds applied to the work. The bonds to be charged on
account of the contract if not returned when the second payment from the
State shall have been made.

1856, July 28. H. Haupt and W. A. Galbraith notified a dissolution of
the firm of Serrell, Haupt & Co., and proposed to enter into a new
contract.

E. W. Serrell notified that Messrs. Haupt and Galbraith were authorized
to surrender the old contract.

The stock subscription of Edward W. Serrell and E. W. Serrell & Co., was
transferred to H. Haupt & Co., the latter to furnish a guarantee that
the assessments due and to become due should be paid.

E. W. Serrell resigned his office as a director in the company, and was
appointed consulting engineer. W. A. Galbraith was chosen a director.

1865, July 30. A contract was made with Herman Haupt, William A.
Galbraith, C. B. Duncan and Henry Cartwright for the construction of the
road and tunnel. The firm name of the contractors was H. Haupt & Co. By
the provisions of the contract all work done under previous contracts
with E. W. Serrell or Serrell, Haupt & Co., was to be credited to H.
Haupt & Co., and all payments under said contracts were to be charged to
H. Haupt & Co., and credited to the Troy and Greenfield Railroad. "The
road from the eastern terminus at or near Greenfield from some
convenient point on the Vermont and Massachusetts line, as the same now
is or hereafter be located," is assumed to be in all about forty-two
miles in length.

"This contract includes the graduation, tunneling, masonry and bridging,
superstructure, fencing, depot buildings, switches, turn-tables, water
and fixtures, and in fine all labor and materials necessary for the
construction of the road are included in this contract." The right of
way to be provided and paid for by the railroad company. The work to be
completed and finished in the best manner, for which the Troy and
Greenfield Railroad Company agreed to pay H. Haupt & Co., "the sum of
three millions eight hundred and eighty-three thousand dollars in manner
following, to wit: Two millions of dollars in the bonds of the State of
Massachusetts, to be issued under the Act by which the credit of the
said State is loaned to said corporation, nine hundred thousand dollars
in the six per cent. mortgage bonds of said company, five hundred and
ninety-eight thousand dollars in the capital stock of said Troy and
Greenfield Railroad Company, and three hundred and eighty-two thousand
dollars in cash." The work of constructing and completing the road was
to be done in compliance with the loan Act of April, 1854. One hundred
and fifty thousand dollars to be expended by the contractors in depot
buildings and necessary rolling stock, cars, engines, &c. under the
direction of the board of directors. The stock subscription of E. W.
Serrell and of Serrell & Co., amounting to five thousand nine hundred
and eighty-seven shares, was to be transferred and assumed by Haupt &
Co., payable in compliance with said Loan Act with the understanding
that the assessments on the stock were to be paid by the performance of
this contract in stock credits as provided in the contract, and the
stock taken by the contractors at par.

This contract further provided, that on the receipt of the several
installments of State bonds, the contractors should pay to the sinking
fund the ten per cent. specified in the Loan Act, in consideration of
which Haupt & Co. should retain whatever sums was realized from the
exchange and premium on the bonds. The payments were to be made monthly,
on estimate of the company's engineer. The cost of the materials and
work upon the line, exclusive of the Hoosac Tunnel and its approaches,
was assumed to be one million eight hundred and eighty thousand dollars,
and the estimates were to be made in the relative proportion that the
part done bore "to the whole amount of materials and work to be
furnished, and done at the price named." The Hoosac Tunnel and its
approaches were estimated at two million dollars for a double track, and
the monthly estimates were to be in proportion to the amount of work
done on the approaches, and the length of tunnel excavated.

The contract further provided, that, with the assent of both parties,
the tunnel might be constructed for a single track, in which case no
abatement was to be made for the first three thousand feet; but for the
excavation beyond that point, the sum of twelve dollars per lineal foot
was to be deducted from the contract price.

The above are the essential provisions of the contract under which H.
Haupt & Co. performed their work upon the road and tunnel until February
18, 1858, except as the same was modified and changed by votes of the
directors. The contract was reported to the board of directors, and
approved by them August 6, 1856. On the same day the directors voted to
request the trustees to recognize H. Haupt & Co. as contractors, instead
of E. W. Serrell, and to issue the bonds to said H. Haupt & Co. on the
estimate of the engineer and the order of the trustees.

They also voted to change the location of the road at the West End, in
accordance with plans marked A and B.

Under date of July 10, 1857, there appears upon the records the
following:--

A preamble, "stating that the efforts to raise money for building the
road had proved unsuccessful; that no payments had been made the
contractors for more than a year, * * * *; that the work could only be
carried on by the continued efforts * * * * and personal credit of the
contractors.

"Therefore voted, that the whole of the State bonds that may be issued
in aid of the Troy and Greenfield Railroad Company shall be exclusively
appropriated to work done, or to be done, upon the tunnel, in compliance
with the terms and conditions of the Act authorizing the loan of credit,
and with such other conditions and modifications as the legislature may,
from time to time, make and establish; but said H. Haupt & Co. shall not
be held subject to any other conditions whatever, so far as respects the
work done upon the tunnel; and any State scrip that may at any time be
delivered to the treasurer of the company, shall be promptly handed to
the contractors; the contractors, on their part, to comply with the
conditions of the present Act, and with such other conditions or
modifications as may be introduced, and to have the benefit of any
extension of time or increase of compensation by the State.

Second. Any new or additional subscription that may be obtained, shall
be applied to payment of the present contractors for work done, or to be
done, by them, and to no other object; and any subscriptions that may be
collected west of the Hoosac Mountain, shall be applied exclusively to
the completion of that portion of the road.

Third. The present subscription east of the Hoosac Mountain may be
collected and applied to the payment of other liabilities of the
corporation, and the treasurer is requested to prepare, without delay, a
full and complete list of all such liabilities.

Fourth. Any commissions for procuring or collecting subscriptions shall
be paid by H. Haupt & Co., in consideration of which, and also of the
premises, the payment of graduation, masonry, bridging, and
superstructure on the road, exclusive of the tunnel, shall be two
million dollars, with the addition of such sums as may be required for
the right of way, if this item shall be paid by the contractors. Of this
amount, nine hundred thousand dollars shall be in mortgage bonds of the
company, and the balance in cash, to as great an extent as can be
procured, the remainder in stock at par; and the directors of the Troy
and Greenfield Railroad Company shall use their best endeavors to
increase the cash subscriptions as much as possible.

If new parties be introduced, or desired by H. Haupt & Co., the contract
may be redrafted, and these conditions and changes incorporated; the
committee for this purpose shall consist of the president and Alvah
Crocker, with power to execute it finally, if not inconsistent with the
present contract, or with the changes hereby authorized. It is further
agreed and understood, that nothing herein contained shall be so
constrained as to invalidate the existing contract with said Haupt &
Co., or vary its conditions, except so far as herein expressed or
necessarily implied."

On the 18th of February, 1858, another agreement was made by Herman
Haupt and Henry Cartwright with the Troy and Greenfield Railroad
Company, and such others as might be associated with them; and who upon
signing the contract were to be considered as parties to the same; as it
bears the signatures of D. N. Carpenter, President for the Troy and
Greenfield Railroad Company, and H. Haupt & Co., by H. Haupt, and no
others, it may be presumed that Messrs. Haupt and Cartwright are the
only persons comprising the party of the first part.

This contract recites that every attempt to procure new or to collect
old subscriptions to the capital stock of the company, since the
execution of the former contract with H. Haupt & Co., have proved
unsuccessful; that the contractors had prosecuted the work for more than
two years without any payment having been made to them as required by
existing contract; that there appeared no possibility of procuring means
for the further prosecution of the work, except by the continued
efforts, increased expenditures, and personal credit of the contractors
themselves; and that H. Haupt & Co. propose to release the Troy and
Greenfield Railroad Company from the cash payments required by the
contract, and to assume themselves the labor of procuring and collecting
subscriptions, and of carrying on and completing the Troy and Greenfield
Railroad and Hoosac Tunnel in such manner as will comply with all the
conditions of the Loan Act. The parties therefore agreed.

That H. Haupt & Co. should comply with all the conditions of the Act,
approved April 5th, 1854, whereby a loan of credit was given by the
State of Massachusetts in aid of the construction of the Hoosac Tunnel,
and should have the benefit of any changes that may hereafter be
obtained, or extensions of time that may be granted; but they shall be
subject to no other conditions or restrictions other than those
expressed in this contract.

That the road shall be so constructed that its gradients should not
exceed those in each direction which exist or may hereafter exist
permanently on other portions of the line between Troy and Boston; that
sharper curves than were in ordinary use in other parts of the line were
to be changed at the expense of the contractors, and trestle work or
temporary bridging was to be replaced by permanent structures at the
expense of the contractors as soon as practicable after the completion
and opening of the whole line.

That H. Haupt & Co. should have the benefit of all existing
subscriptions, and of all they might procure; also of any revenue that
might arise from the use of the road, or any portion of it when
completed, until their claims on the company were discharged and paid;
and to secure this end, the payment of all other debts of the
corporation was to be deferred until that of the contractors was
satisfied. The real estate of the corporation not required for the
purposes and use of the road, was to be sold or applied to meet present
liabilities of the company; and Haupt & Co. were to maintain the
organization of the corporation and pay its necessary printing expenses,
by paying to the treasurer annually a sum not less than five hundred
dollars.

The State bonds were to be appropriated exclusively to the construction
of the tunnel. The State scrip delivered to the treasurer of the company
was to be promptly handed to the contractors.

The compensation to be allowed to H. Haupt & Co. was to be as provided
in the resolutions of the directors, passed July 10, 1857.

The payment for graduation, bridging, masonry, and superstructure on the
road, exclusive of the tunnel, was fixed at two million dollars,
exclusive of any payments that might be made for the right of way. Of
this amount, nine hundred thousand dollars was to be paid in mortgage
bonds of the company; the balance in cash, to as great an extent as cash
subscriptions could be secured; the remainder in stock at par.

The bonds and stock of the company to be issued to H. Haupt & Co. when
required, to an amount equal to the work done, estimating it by the
proportion it bore to the whole amount performed and to be performed.

H. Haupt & Co. were authorized to collect subscriptions to the capital
stock of the company, and their receipt for money was to be accepted by
the company as evidence of payment. By the execution of this agreement
all former contracts between the same parties were agreed to be annulled
and cancelled.

H. Haupt & Co. was recognized as the firm name under which the parties
of the first part were associated, and then to be conducted. Copies of
this and the preceding contract will be found printed verbatim in a
report of a committee of the House of Representatives in 1860, of which
Mr. Kimball, of Boston, was chairman. It was reprinted in 1861, and is
House document No. 406, of last year; and it may be profitably consulted
for other valuable information touching the doings of the Troy and
Greenfield Corporation and the contractors therewith.

1858, May 25, the directors assented that the iron delivered by the
Rensselaer Iron Company for the road should remain the property of the
iron company until the same was paid for, in accordance with an
agreement of H. Haupt & Co. with the iron company.

From a report of a committee of the directors made to the board July 23,
1858, it appears that at the date of the report, seven thousand four
hundred and fifteen, shares were subscribed for unconditionally by
parties who appeared to have been solvent at the time of subscribing.

That three thousand four hundred and fifty shares had been subscribed
for conditionally, or, by parties who were not solvent, or whose
subscriptions could not be collected.

That of the conditional subscriptions, the greater part had been or
would be complied with; of these nine hundred and thirty-nine were
subscribed by the towns not included in the published lists.

Upon two thousand four hundred and thirty shares of the unconditional
subscriptions, including those of Gilmore and Carpenter, twenty per
cent. only had been paid.

That upon six thousand five hundred and nine shares, subscribed for
unconditionally, twenty per cent. or more had been paid in cash.

At this date it appears that the whole number of shares subscribed for
conditionally and unconditionally, was ten thousand eight hundred and
sixty-five.

At this meeting of the board the clerk was directed to place upon the
record the names of all the stockholders, with the number of shares held
by each, on which twenty per cent. or more had been paid. The record
shows the number of shares to be six thousand six hundred and
forty-eight, and the amount paid on the same two hundred and sixty-seven
thousand five hundred and sixty-nine dollars. Against the name of H.
Haupt & Co. was set the number of five thousand shares. At this meeting
the directors also voted to fix the capital stock at one million five
hundred thousand dollars.

1858, September 3. The last vote was reconsidered, and it was voted that
the capital stock be fixed at [Note: amount missing] as represented by
the list of stock reported at the previous meeting.

The directors also voted as they had previously done, to rescind all the
assessments heretofore voted, except the assessment of three per cent.
laid April 11, 1849, and then voted an assessment of ten per cent. upon
each and every share in the capital stock of the company, payable in
thirty days. Between this date and September 14, 1859, nine other
assessments were voted, the whole amounting to eighty-eight per cent. of
the par value of the stock.

By another entry upon the records, under date of November 3, 1858, it
appears that Williamstown and Adams subscribed to the capital stock of
the Troy and Greenfield Railroad, ninety-three thousand dollars, upon
condition that the payment should be made in town scrip, maturing in
thirty years, and to be issued whim the road was completed between Adams
and Troy; half the interest on the scrip to be paid by the Troy and
Boston Railroad Company. Mortgage bonds of the Troy and Greenfield
Railroad Company, in amount equal to said subscription, were to be
deposited in the Adams Bank as security against loss of stock from such
a contingency as a sale of the road by the _bona fide_ holders.

Immediately following this entry upon the records are recorded these
votes:--

_Voted_, To accept the subscription on the condition stated, that the
contract with the Troy and Boston Railroad Company be altered to allow
said company to pay the interest on the scrip directly to the treasurers
of the towns; that bonds to the amount of ninety-three thousand dollars
be prepared ready for delivery, and that Mr. Haupt and the treasurer be
a committee to carry this vote into effect, as also any change of
contract with the Troy and Boston Railroad Company.

_Voted_, That the trustees of the mortgage bonds of this corporation be,
and hereby are, requested to deliver to Mr. H. Haupt and the treasurer,
ninety-three bonds of one thousand dollars each, to be deposited by them
in the Adams Bank, in compliance with the conditions and requirements of
the votes of towns of Adams and Williamstown, &c., &c.; sixty bonds to
be appropriated as security for Adams, and thirty-three for
Williamstown.

Under date of May 20, 1859, appears the following record:--

Whereas, satisfactory evidence has been afforded to the board of
directors of the Troy and Greenfield Railroad Company that H. Haupt has,
by an instrument of writing, duly executed, formally relinquished, for
himself, his heirs, executors and administrators, all pecuniary interest
in any profits that may be realized in the construction of the Troy and
Greenfield Railroad and Hoosac Tunnel, and that the use of his name in
connection with the firm is merely nominal, to avoid the inconvenience
and embarrassment resulting from a change of title:

_Voted_, That in the opinion of this board, no impediment exists to
prevent the said H. Haupt from performing the duties of chief engineer
of the Troy and Greenfield Railroad Company, and that he be, and hereby
is, appointed to said office.

1859, December 26. _Voted_, That the treasurer be, and hereby is,
directed to hand over to H. Haupt & Co., as soon as received by him, the
bonds of the Commonwealth, hereafter to be issued in aid of the road or
tunnel, taking their receipt therefore.

In 1859, application was made to the legislature to reduce the size of
the tunnel in order to facilitate its completion, and by chapter 117, of
the Acts of that year, it was provided that the tunnel might be
constructed of the height of eighteen feet, and fourteen feet wide, and
the payments were changed so as to depend upon the construction of the
railroad, the excavation of the tunnel, and also of the heading, which
was to be driven of the width of fourteen feet at the bottom, and the
height of six feet in the middle, with a proviso that no more than
seventeen hundred thousand dollars (in addition to the six hundred
thousand dollars of scrip,) of stock subscriptions, and the anticipated
scrip from the towns before, mentioned, all of which was to be
considered as unconditional subscriptions, should be paid until the
whole of the tunnel through the Hoosac Mountain shall have been
completed, and the payments by the State were not to commence until
twenty per cent. of the stock subscription should "have been actually
paid in." The provisions of this Act, in regard to advances by the State
for progress actually made in excavating the tunnel and constructing the
road, were substituted for those of the Act of 1854, the second section
of which was repealed. By chapter 184 of the Acts of 1860, the city of
Boston was authorized, with the consent of the legal voters, to
subscribe five hundred thousand dollars to the capital stock of the Troy
and Greenfield Railroad; but the consent was not given.

The legislation of 1859 did not meet the exigencies of the corporation,
and application for assistance was again made. To relieve still further
the difficulties of the company, the Act of 1860, chapter 202, was
passed, in which it was provided that the undelivered portion of the
loan of two million of dollars, authorized by chapter 226 of the Acts of
1854, amounting to one million seven hundred and seventy thousand
dollars, should be apportioned between the railroad and tunnel, and for
the construction of each respectively, and six hundred and fifty
thousand dollars was set apart for the completion of the unfinished
portion of the railroad, extending from its eastern terminus, near
Greenfield, to within half a mile of the eastern end of the Hoosac
Tunnel, and one million one hundred and twenty thousand dollars to the
completion of the tunnel. The Act provided for the execution to the
Commonwealth of such further bond and mortgage as the attorney-general
should prescribe, and that such bond and mortgage, as well as all bonds,
mortgages or other assurances heretofore made to the Commonwealth by
said company, should have priority and be preferred before any and all
attachments or levies on execution heretofore or hereafter made. The Act
further provided that payments hereafter to be made for work done upon
the road and tunnel, should be so made upon estimates of a State
engineer, whose appointment and duties were prescribed in the Act. Such
estimates were to be based upon a "width of road-bed, at grade, of
fifteen feet on embankments, seventeen and a half feet in side cots, and
twenty feet in through cuts; in the heading of the tunnel, upon
dimensions fourteen feet wide and six feet high in the middle, and in
the finished excavation of the tunnel, of fourteen feet wide and
eighteen feet high in the middle." And the deliveries of scrip were to
be at the rate of fifty dollars for each lineal foot of tunnel, divided
between heading and full-sized tunnel, in the proportion of thirty
dollars for each lineal foot of heading, and twenty dollars per lineal
foot for the remaining excavation, and of six hundred and fifty thousand
dollars for the whole of the graduation, masonry, bridging and
superstructure of the road east of the tunnel. The weight of the rails
was fixed at not less than fifty-six pounds to the lineal yard; the
capital stock of the corporation at two millions and a half dollars,
including all shares before issued.

By the eighth section of the Act the corporation was authorized to
purchase the entire road franchise, stock, bonds, and other property or
the Southern Vermont Railroad Company, together with its lease to the
Troy and Boston Railroad Company, and subject to its provisions, for the
sum of two hundred thousand dollars. This Act repealed all prior
legislation inconsistent with its provisions, with a saving of the
security which the Commonwealth had, by virtue of its mortgage on the
franchise, railroad and property of the Troy and Greenfield Railroad
Company, and was approved April 4, 1860.

1860, July 3. A committee was appointed to execute the mortgage to the
Commonwealth required by chapter 202, of the Acts of 1860.

1861, July 30. The directors voted that Mr. Haupt be a committee to
appear before the council in reference to the withholding the scrip now
due the road; and January 16, 1862, it was voted that Mr. Haupt be
authorized to act as the agent and representative of the company in any
relation that the company may be brought before the present legislature
or any committee thereof.

Previous to the vote of July, 1861, suspicion was excited that Messrs.
H. Haupt & Co. were not performing their work in a manner conformable to
the requirements of the statute, and it was deemed imprudent to make any
further advance of scrip under the Act of 1859, until the work was
examined and the condition of the corporation better understood. An
inquiry was instituted, a new State engineer appointed, and an
investigation of the proceedings of the contractors and corporation was
had. The facts disclosed in the examination induced the governor and
council to withhold the issue of any more scrip, under the last
mentioned law, and the legislature by chapter 156 of the Acts of 1862,
passed April 28, assumed the duty of completing the road and tunnel.

The first section of the Act is as follows:--

"The governor, with the advice of the council, is hereby authorized and
directed to appoint three able, impartial and skilful commissioners, to
investigate the subject of finishing the Troy and Greenfield Railroad,
and of tunneling the Hoosac Mountain, whose duty it shall be to report
to the governor and council, what in their judgment, will be the most
economical, practical and advantageous method of completing said road
and tunnel; the estimated cost of fitting the same for use; the time
within which the tunnel can be completed, and what contracts can be
effected and with what parties for completing said tunnel and road and
the probable cost of the same; the probable pecuniary value of the road
and tunnel when completed; the sources and amount of traffic and income,
and all other facts, in their opinion, useful to assist the governor and
council in determining the best method of securing a continuous railroad
communication between Troy and Greenfield."

By the second section the Troy and Greenfield Railroad Company was
authorized to surrender to the State the property mortgaged.

By the third section the commissioners were authorized to audit and
allow all just claims for labor, service, materials and land damages
incurred between April 6, 1860 and July 12, 1861, in carrying on the
work, and to procure the release and discharge of all attachments and
liens upon said materials. $175,000 was appropriated to pay the
claimants under the approval of the governor and council.

By the fourth section the commissioners were authorized to use or run
that portion of the road east of the mountain or lease the same to the
"Vermont and Massachusetts," the "Fitchburg," the "Troy and Boston
Railway Company," or either of them, until the completion of the tunnel.

By the fifth section the commissioners were authorized to continue the
work on the Hoosac Tunnel, and by contract or otherwise, to expedite its
completion.

On the 18th of August 1862, is recorded on the records of the
corporation the following votes:--

1. "The directors of the Troy and Greenfield Railroad Company hereby
instruct the president to transfer to the Commonwealth of Massachusetts,
under the several mortgages held by said Commonwealth, all the property
of said corporation.

2. "_Voted_ to call a meeting of the stockholders to see if they would
ratify the above vote.

3. "_Voted_, That the treasurer be directed to make no further delivery
of the stock or bonds to the contractors without the written order of
all the finance committee."

At the commencement of the session of the legislature in January, 1863,
his Excellency Governor Andrew, after stating the general provisions of
the Act of April, 1862, and the appointment of the commissioners under
it, "each of whom was carefully selected as being, in the words of the
Act, at once 'able, impartial and skilful,'" and after alluding to the
labors of the commissioners, and the reports of the distinguished
engineers appointed to "assist them, closes his remarks upon the
enterprise in the following words:--

"The report of the commissioners to the governor and council is not yet
made, but it is understood to be in rapid preparation. I am unable,
therefore, to communicate to the legislature at the beginning of its
present session so fully as I have hoped on the subject of this
important and interesting enterprise of establishing a new avenue for
our trade with the West, piercing the Green Mountain range, and opening
up to greater activity the economical resources of our Northern tier of
towns. I trust that the conclusions and reasoning of the commissioners
when published will settle conflicting opinions in the minds of the
people, and, if favorable to the active pursuit of the enterprise, that
its prosecution will enjoy an unanimous support. The work can be
pursued, relieved from all factitious embarrassments, and contracts can
be made by those in the sole interest of the Commonwealth, superintended
by citizens of the highest experience and capacity."

In communicating the report of the commissioners to the legislature on
the 12th of March, 1863, after analyzing and commenting upon its
statements and reasonings, the governor concludes his address in these
words: "I congratulate thee general court and the people upon the rescue
of the Commonwealth, and especially of this great experimental
enterprise, from a position inconsistent with economical, safe, or even
possible success in piercing its mountain barrier.

"I earnestly and respectfully invite your most candid and thoughtful
consideration, not only of the specific facts and figures which
elucidate or express the details of information bearing most immediately
upon the work contemplated, but I also venture to commend to your
deliberate judgment the arguments and reasonings drawn from liberal and
enlightened views of public policy and of public economy, which finally
lift this subject above all merely local interests or antagonisms into
the sphere of statesmanship. And having attentively watched the progress
of the report of the commissioners, and the documents by which it is
accompanied through the press, I am prepared to give my own assent to
the opinion with the expression of which the commissioners conclude
their discussion:--

"'By the time the tunnel can be completed, the public interest requiring
it will have grown large enough to pay for the outlay. The impulse given
to business by the new facility, would soon fill up the new line, and
make up the temporary loss felt by any other.

"'Considering the large sum which the Commonwealth has already invested
in this work, which must be sunk if it is not completed; the reasonable
protection from loss which is offered by the other companies interested
in the line; the more intimate relations it may promote between
Massachusetts and the West; and the benefits which such a facility
promises to the city and State, we are of opinion that the work should
be undertaken by the Commonwealth, and completed as early as it can be
with due regard to economy.'"

The surrender of the road by the directors to the Commonwealth, was
followed by the following vote, passed January 7, 1863:--

_Voted_, That Mr. Stevenson, formerly State Engineer of the Troy and
Greenfield Railroad, be requested to return an estimate of the payments
and credits to which Haupt & Co. were entitled, under their contract, at
the time of the suspension of the work, and that the amount allowed by
such estimate be passed to the credit of H. Haupt & Co.; also, that the
stock and bonds to which they are entitled be issued without further
order, when legal impediments are removed.

Under the vote, Mr. Stevenson made the following report:--

                     _Engineer's Office, Bunker Hill Bank Building,;_}
                                   CHARLESTOWN, MASS., Feb. 10, 1863.}

D. N. CARPENTER, Esq., _President, pro tem., T. & G. R. R; Co._

DEAR SIR:--By a vote passed on the 7th of January last, I am requested
to return an estimate of the payments and credits to which H. Haupt &
Co. were entitled under their contract at the time of the suspension of
the work on the Troy and Greenfield Railroad.

The contract thus alluded to recites that "The compensation to be
allowed to H. Haupt & Co. shall be as provided in the resolutions of the
board of directors of the Troy and Greenfield Railroad Company, passed
July 10, A. D. 1857, to wit:

"The whole of the State bonds that may be issued in aid of the Troy and
Greenfield Railroad Company shall be exclusively appropriated to work
done, or to be done, upon the tunnel, in compliance with the terms and
conditions of the Act authorizing the loan of credit; and any State
scrip that may,' at any time, be delivered to the treasurer of the
company shall be promptly handed to the contractors.

"The payments for graduation, bridging, masonry, and superstructure of
the road, exclusive of the tunnel, shall be two millions of dollars,
with the addition of such sums as may be required for right of way, if
this item shall be paid by the contractors. Of this amount, nine hundred
thousand dollars shall be in the mortgage bonds of the company, and the
balance shall be in cash, to as great an extent as cash subscription can
be procured; the remainder in stock, at par.

"The bonds and stock of the Troy and Greenfield Railroad Company shall
be issued to H. Haupt & Co. whenever required, but not to a greater
extent than they would be entitled to receive for the work done,
estimating' it by the proportion which it bears to the whole amount done
and to be done."

This contract is so clear and precise in its terms that but one
construction can be placed upon it, though it is evident that such terms
were predicated upon a different state of affairs than existed at the
time of suspension. By this contract, all State payments are to be
exclusively appropriated to the work on the tunnel, while the stock and
bonds are as exclusively devoted to the graduation, bridging, masonry,
and superstructure of the railroad. The amount of compensation the
contractors would thus be entitled to, is the issue of State scrip from
July 10th, 1857, to the time of suspension, and the $2,000,000 of stock
and bonds, less the amount required to finish the railroad. From this
must be deducted such payments as may have been made from time to time,
concerning which I have no data, but which your treasurer's books must
show. Any sums that may have been paid by the contractors for right of
way, are to be added to the amount due.

The cost of finishing the railroad must be estimated. For the road east
of the tunnel, my estimate of the cost of finishing was, September 12,
1861, $102,394; to this we should add one-half mile of railroad and
bridge over the Deerfield, $20,000. For the unfinished portion west of
the tunnel, I have no data of my own; I have, therefore, taken for the
purpose the estimate of D. L. Harris, which is the highest I can
find--$40,000.

We thus have as the cash cost of completing the graduation, masonry,
bridging, and superstructure of the road, $162,394, which is to be
deducted from the $2,000,000 of stock and bonds, leaving the amount the
contractors are entitled to, $1,857,606, less payments made, plus the
amount of right of way, &c.

This is in exact accordance with the strict construction of the contract
which I previously have remarked was predicted upon a different
condition of affairs than existed at the time of suspension.

I deem it my duty in this connection respectfully to suggest whether, in
view of the changes made in the issue of State scrip, which was paid
upon the road as well as upon the tunnel, the contractors should not
make proper reductions of the stock and bonds due them, taking into
consideration as an offset to this such losses as they have been
subjected to by the adverse action of the State authorities. This
suggestion, however, is volunteered. My duty under the vote of the board
is simply to decide what amount the contractors are entitled to receive
under an exact and literal construction of the contract.

L. STEVENSON, _Civil Engineer_.

Mr. Haupt was present at the meeting of the directors at which the vote
of January 7 was passed, and the 30th day of May he addressed the
following letter to the treasurer of the corporation:--

                                                         MAY 30, 1863.

W. T. DAVIS, Esq., _Treasurer, &c._ DEAR SIR:--I find the statement of
payments on road in Senate Document, No. 82, 1863, page 17 communication
of J. W. Brooks to governor, viz:--

  Oct. 8, 1860,          $64,090 00
  Dec. 12, 1860,         112,190 00
  Jan. 5, 1861,           30,355 00
  Feb. 18, 1861,          23,270 00
  March 7, 1861,          19,890 00
  April 14, 1861,         19,175 00
  May 7, 1861,            65,555 00
  June 26, 1861,          34,645 00
  July 9, 1861,           90,064 00
                        -----------
                        $455,234 00

Omitting for the present any consideration of offsets, and deducting
this whole amount for a temporary settlement, the items to be filled up
will be as follows:--

  Whole amount of credit on road per Stevenson's
    estimate,  .  .  .  .  .  .  .  .  .  .  .  $1,800,000 00
  Deduct stock already issued as per certificates
    delivered, number,  .  .  .  .  .  .  .  .
  Shares,   .  .  .  .  .  .  .  .  .  .  .  .
  Bonds delivered, number, .  .  .  .  .  .  .
  Dates of delivery, .  .  .  .  .  .  .  .  .
  Total bonds and stock delivered,  .  .  .  .
  Balance stock to be delivered, .  .  .  .  .

In addition to this, H. Haupt & Co. have credits on the books of the
company for cash payments made on company accounts as follows:--

       *       *       *       *       *

    Amounting to say,   .  .  .  .  .  .  .                 $90,000 00

                                    Yours, &c.,                 HAUPT.

Stock to be delivered hereafter instead of bonds. You can with these
dates make out this statement in an hour, please do so and send to me at
Washington.

Some people in Massachusetts will find out that I am not quite dead yet,
they may feel me kicking before long. Help Field all you can to get
releases on payment of the 85 per cent. I will not forget you.

                                                                HAUPT.

Previous to the receipt of Mr. Haupt's letter to the treasurer, but
subsequent to the message of the governor, from the foregoing, extracts
have been made, to wit: On the first day of April, 1863, the following
preamble and resolutions were passed by the directors.

"On motion of Mr. Brigham, seconded by Mr. Cheever, the following
resolutions were adopted:--

"_Whereas_, The stockholders of this company at their annual meeting
held September 2, 1862, unanimously acquiesced in the action which the
legislature had taken in regard to the affairs of this company, and
voted to surrender the property of the corporation to the Commonwealth
in the expectation that the railroad and tunnel should be completed in
conformity with the avowed intention of the legislature. It is

"_Resolved_, That this board of directors see no reason to regret the
step which this corporation has taken, but in the kindly interest shown
by His Excellency the governor in this enterprise, and in the able
report of the commissioners appointed to examine the subject, they
perceive every indication that the great work will be prosecuted with
vigor and arrive at an early completion.

"_Resolved_, That having released the property to the Commonwealth, we
recognize the State as having entire and complete control over the same;
our only claim being that the State shall carry out in good faith the
recommendations of the commissioners as contained in their report, and
in the address of the chief magistrate of the Commonwealth.

"_Resolved_, That the clerk be requested to furnish copies of the above
vote to the friends of the road in the Senate and House of
Representatives, to be used if necessary to show the views of the
directors."

On the 29th day of April, 1863, the legislature, passed an Act entitled
"an Act in addition to an Act, providing for the more speedy completion
of the Troy and Greenfield Railroad, and Hoosac Tunnel," which is
chapter 214 of the Acts of 1863. By the provisions of this Act, the
commissioners appointed under chapter 156 of the previous year, were
authorized, subject to the advice and approval of the governor and
council, to construct, complete and equip the Troy and Greenfield
Railroad and Hoosac Tunnel, and to make such alterations in the line of
the road as may be deemed necessary to render it suitable and proper for
part of a through line from Troy to Boston. Also such alterations in the
location and dimensions of said tunnel as will render it suitable and
proper for use, in accordance with the spirit and intent of the 224th
chapter of the Acts of 1854.

By the legislation of 1862 and 1863, and the vote of the directors and
of the corporation in the same years, the corporation surrendered to the
State the road and tunnel, and the State took possession of the same
with the express understanding on both sides, that they would proceed in
the construction and completion of both works. The enterprise having
fallen into the hands of the State, and the work having been assumed by
the State government, no further vote of importance appears upon the
records of the directors. Their last meeting was held August 30, 1865,
when Alvah Crocker was chosen President, and Wendell T. Davis, Clerk and
Treasurer.





[B.]


       _Principal Acts of the Legislature relating to the Hoosac Tunnel
       and Troy and Greenfield Railroad._


[1848--Chapter 307.]

AN ACT to incorporate the Troy and Greenfield Railroad Company.

_Be it enacted, &c._

SECT. 1. George Grennell, Roger H. Leavitt, Samuel H. Reed, their
associates and successors, are hereby made a corporation, by the name of
the Troy and Greenfield Railroad Company, with all the powers and
privileges, and subject to all the duties, liabilities, and restrictions
set forth in the forty-fourth chapter of the Revised Statutes, and in
that part of the thirty-ninth chapter thereof relating to railroad
corporations, and in all other general laws which have been, or shall be
hereafter passed, relative to railroad corporations.

SECT. 2. Said company are hereby authorized to locate, construct, and
maintain a railroad, with one or more tracks, from some convenient point
on the Vermont and Massachusetts Railroad, at or near the termination of
said railroad in Greenfield, through any or all of the following towns,
viz.:--Greenfield, Deerfield, Conway, Shelburne, Buckland, Coleraine,
Charlemont, Hawley, Rowe, and Monroe, in the county of Franklin, and
Savoy, Florida, Adams, Clarksburg, and Williamstown, in the county of
Berkshire, to some point on the line of the state of New York or of
Vermont, convenient to meet, or connect with, any railroad that may be
constructed from any point at or near the city of Troy, on the Hudson
river, in the state of New York.

SECT. 3. The said company may, with their railroad, unite with, and
enter upon, the Vermont and Massachusetts Railroad, at or near the
termination thereof, as aforesaid, and may likewise enter upon, cross,
and use, the railroad of the Connecticut River Railroad Company, in and
near the town of Greenfield, (not, however, interfering with the depot
buildings of either of said companies,) on such terms as may be agreed
upon between the corporation hereby created and the aforesaid companies
respectively, or as may be prescribed by law.

SECT. 4. The capital stock of the said company shall consist of not more
than thirty-five thousand shares, the number of which shall, from time
to time, be determined by the directors thereof; and no assessment shall
be laid of a greater amount thereon, in the whole, than one hundred
dollars on each share. And the said company may purchase and hold such
real and personal estate, as may be necessary for the purposes of their
incorporation.

SECT. 5. If the location of said road shall not be filed within two
years, in the manner prescribed by law, or if the said railroad shall
not be constructed within seven years from the passage of this act, then
the same shall be void.

SECT. 6. The legislature may authorize any railroad company to enter,
with their railroad, upon the Troy and Greenfield Railroad, on such
terms as may be agreed upon by said companies, or as may be prescribed
by the provisions of law.

SECT. 7. The legislature may, after the expiration of five years from
the time when such railroad shall be opened for use, from time to time,
alter and reduce the rate of toll, or profits, upon said road; but said
toll shall not be so reduced, without the consent of said company, as to
produce, with said profits, less than ten per cent. per annum, upon the
investments of the said company.

SECT. 8. The said corporation may contract with the owners of any
contiguous railroad leading into or from either of the states of Vermont
or New York, for the use of the whole or any part thereof, or for the
running and operating the two railroads conjointly, or for the leasing
of such contiguous road, or for the letting or hiring of their own road
to the owners of such contiguous road, or of any other road which
composes a part of the railroad line between the cities of Boston and
Troy, of which the railroad hereby authorized shall be a part.

SECT. 9. The Troy and Greenfield Railroad Company shall, within one year
after the opening of their road for use, purchase and take an assignment
of the lease and contract of transportation, made and executed between
the Western Railroad Corporation and the Pittsfield and North Adams
Railroad Corporation, on the thirteenth day of January, in the year one
thousand eight hundred and forty-six; and shall have all the advantages,
and assume all the liabilities, accruing under and by virtue of said
lease: provided, that the said Western. Railroad Corporation shall
perform their covenants in said lease, to keep said road, and other
property therewith connected, in repair, until such assignment; and
shall, within six months after the said Troy and Greenfield Railroad
Company shall have filed the location of their road, according to law,
and shall have raised, by subscription, one million of dollars, for the
construction of the same, signify, in writing, their election to make
such assignment: and provided, that, at the time of such assignment,
there shall be secured to said Western Railroad Corporation, by a proper
instrument, a lien or mortgage upon all their rights in said Pittsfield
and North Adams Railroad, as collateral security for the performance of
all the obligations of said corporation, contained in said lease and
contract of transportation: and, provided also, that, after the
completion of the said Troy and Greenfield Railroad, the said Western
Railroad Corporation shall assign and convey, to the said Troy and
Greenfield Railroad Company, the said contract of transportation,
according to the terms of this section, if the said Troy and Greenfield
Railroad Company shall so elect.

SECT. 10. This act shall take effect from and after its passage.
[_May 10, 1848._


[1852.--Chapter 291.]

AN ACT concerning the Troy and Greenfield Railroad Company.

_Be it enacted, &c._

SECT. 1. The Troy and Greenfield Railroad Company and the Southern
Vermont Railroad Company, a corporation established by the laws of
Vermont, are hereby authorized by a vote of the stockholders now, or to
be, passed, to unite themselves in one corporation; and such vote having
been passed, they shall thereupon become one corporation, and all the
franchises, property, powers, and privileges now enjoyed by, and all the
restrictions, liabilities, and obligations imposed upon, said two
corporations, by virtue of their respective charters, shall appertain to
said united corporation in the same manner as if the same had been
contained in or acquired under an original charter. Such corporation, so
formed by such union, shall be called by the name of the Troy and
Greenfield Railroad Company.

SECT. 2. If the Troy and Greenfield Railroad Company shall unite with
said Southern Vermont Railroad Company, then, and in that case, one or
more of the directors of such corporation, formed by such union, shall
be an inhabitant of this Commonwealth, on whom processes against such
corporation may be legally served, and said company shall be held
answerable to answer in the jurisdiction where the service is made and
the process returnable.

SECT. 3. The said company and the stockholders therein, so far as they
are situate in Massachusetts, shall be subject to all the duties and
liabilities of railroad corporations in Massachusetts, and to the
general laws of this Commonwealth in relation to railroad corporations.
[Approved by the Governor, May 20, 1852.


[1854.--Chapter 226.]

AN ACT authorizing a Loan of the State Credit to enable the Troy and
Greenfield Railroad Company to construct the Hoosac Tunnel.

_Be it enacted, &c._

SECT. 1. The treasurer of the Commonwealth is hereby authorized and
instructed to issue scrip, or certificates of debt, in the name and in
behalf of the Commonwealth, and under his signature and the seal of the
Commonwealth, for the sum of two millions of dollars, which may be
expressed in the currency of Great Britain, and may be payable to the
bearer thereof in London, and bearing an interest of five per cent. per
annum, payable semi-annually in London, on the first days of April and
October; or the said scrip may be issued in federal currency, payable in
Boston, as the directors of the Troy and Greenfield Railroad Company
shall elect when they apply for each and every issue of said scrip, with
warrants for the interest attached thereto, signed by the treasurer;
which scrip or certificates, in the currency of Great Britain, shall be
redeemable in London, and those in the federal currency, at Boston, at
the end of thirty years from the date thereof, and the same shall bear
date on the first day of April or October which shall precede the issue
of each portion of said scrip; and all such scrip shall be countersigned
by the governor of the Commonwealth, and be deemed a pledge of the faith
and credit of the Commonwealth, for the redemption thereof; and the
treasurer of the Commonwealth, under the conditions hereinafter
provided, shall deliver the same to the treasurer of the Troy and
Greenfield Railroad Company for the purpose of enabling the said company
to construct a tunnel and railroad under and through the Hoosac
Mountain, in some place between the "Great Bend" in Deerfield River, in
the town of Florida, at the base of Hoosac Mountain on the east, and the
base of the western side of the mountain, near the east end of the
village of North Adams, on the west.

SECT. 2. Whenever it shall be made to appear to the satisfaction of the
governor and council, that the Troy and Greenfield Railroad Company
shall have obtained subscriptions to their corporate stock, in the sum
of six hundred thousand dollars, and twenty per cent. on each and every
share of said six hundred thousand dollars shall have been actually paid
in, and shall have completed seven miles of their said railroad, in one
or two sections, and one thousand lineal feet of their said tunnel under
the Hoosac, in one or more sections, of size sufficient for one or more
railroad tracks, a portion of said scrip, to the amount of one hundred
thousand dollars, shall be delivered to the treasurer of said company;
and when said company shall have completed, in one or two sections, ten
miles of their said railroad, and two thousand lineal feet of their said
tunnel, in one or more sections, another portion of said scrip, to the
amount of one hundred thousand dollars, shall be delivered to the
treasurer of said company; and when said company shall have completed
fifteen miles of their said railroad, in one or two sections, and three
thousand lineal feet of their said tunnel, in one or more sections,
another portion of said scrip, amounting to one hundred thousand
dollars, shall be delivered to the treasurer of said company; and when
said company shall have completed twenty miles of their said railroad,
in one or two sections, and four thousand lineal feet of their said
tunnel, in one or more sections, another portion of said scrip,
amounting to one hundred thousand dollars, shall be delivered to the
treasurer of said company; and when said company shall have completed
twenty-five miles of their said railroad, in one or two sections, and
five thousand lineal feet of their said tunnel, in one or more sections,
another portion of said scrip, amounting to one hundred thousand
dollars, shall be delivered to the treasurer of said company; and when
said company shall have completed thirty miles of their said railroad,
in one or two sections, and six thousand lineal feet of their said
tunnel, in one or more sections, another portion of said scrip,
amounting to one hundred thousand dollars, shall be delivered to the
treasurer of said company; and when said company shall have completed
thirty-two miles of their said railroad, in one or two sections,
including all their line to be constructed east of the town of Florida,
and seven thousand lineal feet of their said tunnel, in one or more
sections, another portion of said scrip, amounting to one hundred
thousand dollars, shall be delivered to the treasurer of said company;
and for each additional portion or portions of said tunnel, of fifteen
hundred lineal feet, in one or more directions, completed by said
company, another portion of said scrip, amounting to one hundred
thousand dollars, shall be delivered to the treasurer of said company;
subject, however, to this proviso, that the last two hundred thousand
dollars of said scrip shall be reserved until said company, their
successors or their representatives, have opened said railroad for use
through the Hoosac, and laid a continuous railroad from Greenfield to
the line of the state in Williamstown, when the same shall be delivered:
provided, that prior to the second delivery of scrip to the treasurer of
the Troy and Greenfield Railroad corporation, according to the
provisions of this section, evidence shall be furnished, satisfactory to
the governor and council, that a sum, equal to thirty per cent. of the
amount of the scrip then applied for, shall have been actually paid to
the treasurer of said corporation; in cash, by the stockholders thereof,
in addition to the hundred and twenty thousand dollars to be paid prior
to the delivery of any scrip. And that on each application for scrip, in
pursuance of the provisions of this section, and prior to the delivery
thereof, satisfactory evidence shall be furnished to the governor and
council, that a sum, equal to thirty per cent. of the amount of scrip
then applied for, has been actually paid to the treasurer of said
corporation, until six hundred thousand dollars subscribed for have been
paid by the stockholders. And no scrip shall be delivered till
satisfactory evidence of such payment is, from time to time, furnished
to the governor and council.

SECT. 3. Whenever the treasurer of said company shall receive any of
said scrip, he shall, within three months from the receipt of the same,
pay to the commissioners of the sinking fund, by this act hereafter
established, ten per cent. on the amount of scrip so taken, as a sinking
fund; after the whole of said road is open for us, twenty-five thousand
dollars annually, shall be set apart from the income of said road and
paid to said commissioners, and the whole thereof shall be added to said
sinking fund, and shall be managed, invested and appropriated, as is, or
shall be provided by law, in relation thereto.

SECT. 4. The treasurer of the Commonwealth, the auditor of accounts of
the Commonwealth, and the treasurer of the Troy and Greenfield Railroad
Company for the time being, shall be the commissioners of the sinking
fund of the Troy and Greenfield Railroad Company. The said commissioners
shall have the care and management of all the moneys, funds and
securities at any time belonging to said sinking fund, and shall invest
the same; but the moneys not invested, and all the securities of said
fund, shall be in the custody of the treasurer of said Commonwealth.

SECT. 5. This act shall not take effect until said company, at an annual
meeting, or at a special meeting duly notified for that purpose, shall
have assented to the provisions thereof, and shall have executed to the
Commonwealth a bond, in such form as the attorney-general prescribed on
the issuing of scrip to the Western Railroad Corporation, conditioned,
that the Troy and Greenfield Railroad Company shall comply with the
provisions of this act, and shall faithfully expend the proceeds of said
scrip as herein provided, and shall indemnify and save harmless, the
Commonwealth, from all loss or inconvenience on account of said scrip,
and that said company shall well and truly pay the principal sum of said
scrip, punctually when the same shall become due and payable, or such
part thereof as the sinking fund aforesaid shall be insufficient to pay,
and the interest thereon semi-annually, as the same shall fall due, and
shall also assign to the Commonwealth, by suitable instrument or
instruments, of the same form with that or those prepared by the
attorney-general on the issuing of scrip to the Western Railroad
Corporation, the entire railroad, with its income, and all the franchise
and property to them belonging, the whole thereof to be held by the
Commonwealth as a pledge or mortgage to secure the performance of all
the conditions of said bond: _provided_, _however_, that the
Commonwealth shall not take possession of said pledged or mortgaged
property, or any part thereof, under or by virtue of said mortgage,
unless for some substantial breach of some condition of said bond.

SECT. 6. In addition to the security provided in the preceding section,
the said company shall assign all the interest they now have, or may
hereafter obtained, in the Southern Vermont Railroad Company.

SECT. 7. The Troy and Greenfield Railroad Company are authorized, and at
any time prior to the execution of said mortgage, and within one year
from the passage of this act, to alter the present location of their
road: provided, that the tunnel shall be located and constructed within
the limits prescribed by the first section of this act.

SECT. 8. The time for completing the Troy and Greenfield Railroad is
hereby extended, for the additional term of six years.

SECT. 9. When the Commonwealth shall have advanced to said company, said
bond or scrip to the amount of five hundred thousand dollars, the
legislature may elect two directors of said company, who shall hold
office for the same time, be elected in the same manner, and receive
compensation to the same amount as the state directors of the Western
Railroad Corporation, but neither of them, while holding such office,
shall serve as a director of any other railroad company. [_Approved by
the Governor, April 5, 1854._


[1855.--Chapter 394.]

AN ACT to authorize certain towns in the Counties of Franklin and
Berkshire to subscribe to the Capital Stock of the Troy and Greenfield
Railroad Company.

_Be it enacted, &c._

SECT. 1. That each of the several towns of Ashfield, Buckland, Conway,
Coleraine, Charlemont, Deerfield, Greenfield, Hawley, Heath, Monroe,
Rowe, and Shelburne, in the county of Franklin, and each of the several
towns of Adams, Florida and Williamstown, in the county of Berkshire,
be, and hereby is, authorized to subscribe for and hold shares in the
capital stock of the Troy and Greenfield Railroad Company, to any amount
of money not exceeding three per centum on the amount of its last
valuation: provided, the inhabitants of such town or towns, at a legal
town meeting duly called for that purpose, shall vote by a two-thirds
vote to subscribe for such shares in accordance with the terms of this
act, to pay for the same out of the town treasury, and to hold the same
as town property, subject to the disposition of the town, for public
purposes, in like manner as any other property which it may possess.

SECT. 2. Said towns are hereby authorized to raise, by loans or taxes,
any sums of money which shall be required to pay the instalments on
their respective subscription to said stock and interest thereon.

SECT. 3. This act shall take effect from and after its passage.
[_Approved by the Governor, May 18, 1855._


[1859.--Chapter 117.]

An Act in addition to, an Act authorizing a loan of the State Credit, to
enable the Troy and Greenfield Railroad Company to construct the Hoosac
Tunnel.

_Be it enacted, &c., as follows:_

SECT 1. The terms of the act authorizing a loan of the state credit to
enable the Troy and Greenfield Railroad Company to construct the Hoosac
Tunnel, are hereby modified as follows, viz.:

Whenever it shall be made to appear to the satisfaction of the governor
and council, that the Troy and Greenfield Railroad Company shall have
actually obtained unconditional subscriptions to their corporate stock
in the sum of six hundred thousand dollars, and twenty per cent. on each
and every share of said six hundred thousand dollars shall have been
actually paid in, and shall have completed seven miles of their road, in
one or two sections, and one thousand lineal feet of their said tunnel
under the Hoosac Mountain, in one or more sections, of size sufficient
for one or more railroad tracks, a portion of said scrip, to the amount
of one hundred thousand dollars, shall be delivered to the treasurer of
said company; and whenever said company shall have, excavated, in
addition to the amount of tunnel above provided for, one thousand lineal
feet, in one or more sections, of heading or gallery of fourteen feet
width at the bottom, and six feet in height in the middle, and of
suitable proportion and form, or (if excavated by machinery) circular,
and with a diameter of not less than eight feet, another portion of said
scrip, amounting to fifty thousand dollars, shall be delivered to the
treasurer of said company; and when said company shall have excavated
two thousand feet of their said tunnel, of the size above specified,
another portion of said scrip, amounting to thirty thousand dollars,
shall be delivered as aforesaid; and whenever said company in addition
to said two thousand feet, shall have excavated one thousand lineal feet
of heading, in one or more sections, and of the size above specified,
and shall have graded three miles of road, commencing on the bank of
Green River, at the present location of the crossing of said stream, or
north thereof, and extending towards Shelburne Falls, on the same side
of Green River and Deerfield River as the present location, said three
miles being all situated within four miles of the point of commencement,
another portion of said scrip, amounting to eighty thousand dollars,
shall be delivered as aforesaid; and whenever in addition to the grading
of said three miles as above, said company shall have excavated three
thousand lineal feet of tunnel as above specified, another portion of
said scrip, to the amount of twenty thousand dollars, shall be delivered
as aforesaid; and whenever said company, in addition to the three
thousand feet above specified, shall have excavated, in one or more
sections, one thousand lineal feet of heading, as above specified, and
shall have graded six miles of road in location and otherwise as
aforesaid, said six miles of road being all situate within seven miles
of the point of commencement at Green River, another portion of said
scrip, amounting to eighty thousand dollars, shall be delivered as
aforesaid; and when said company, in addition to the grading of six
miles of road above specified, shall have excavated four thousand feet
of tunnel as above, another portion of said scrip, amounting to twenty
thousand dollars, shall be delivered as aforesaid; and whenever said
company, in addition to the above, shall have excavated, in one or more
sections, one thousand lineal feet of heading as aforesaid, and shall
have graded nine miles of road, in location and otherwise as aforesaid,
between Greenfield and Shelburne Falls, another portion of said scrip,
to the amount of eighty thousand dollars, shall be delivered as
aforesaid; and whenever said company, in addition to the above nine
miles of graded road, shall have excavated five thousand feet of tunnel
as aforesaid, another portion of said scrip, amounting to twenty
thousand dollars, shall be delivered as aforesaid; and whenever said
company shall have excavated, in one or more sections, one thousand
lineal feet of heading as aforesaid, in addition to the five thousand
feet of tunnel above specified, and shall have graded the road between
Greenfield and Shelburne Falls, crossing the Green River upon the
present location, or at a point north thereof, another portion of said
scrip, amounting to eighty thousand dollars, shall be delivered as
aforesaid; and whenever said company, in addition to the grading of the
road between Greenfield and Shelburne Falls as aforesaid, shall have
excavated six thousand feet of tunnel as aforesaid, another portion of
said scrip, amounting to twenty thousand dollars, shall be delivered as
aforesaid; and whenever in addition to the grading and tunnel above
specified, the said company shall have excavated as aforesaid, one
thousand lineal feet of heading, another portion of said scrip, to the
amount of thirty thousand dollars, shall be delivered as aforesaid; and
whenever in addition to the grading above specified, the said company
shall have excavated seven thousand feet of tunnel as aforesaid, another
portion of said scrip, to the amount of twenty thousand dollars, shall
be delivered as aforesaid; and for each additional thousand feet of
heading that shall be excavated of dimensions as aforesaid, another
portion of said scrip, amounting to thirty thousand dollars, shall be
delivered as aforesaid; and for each additional one thousand feet of
tunnel that shall be excavated of dimensions as aforesaid, another
portion of said scrip, amounting to twenty thousand dollars, shall be
delivered as aforesaid; and whenever said company shall have completed
the graduation and superstructure of the road between Greenfield and
Shelburne Falls, on the route herein before specified, and shall have
put the same in running order, another portion of said scrip, to the
amount of forty thousand dollars, shall be delivered as aforesaid; and
whenever said company, in addition to the road between Greenfield and
Shelburne Falls above specified, shall have completed the graduation and
superstructure of two continuous miles of road, commencing at the
western termination of the above road, another portion of said scrip,
amounting to eighty thousand dollars, shall be delivered as aforesaid;
and for the graduation and superstructure of each additional mile of
road, graded and laid continuously through either of the towns of
Buckland, Charlemont, Rowe or Florida, another portion of said scrip,
amounting to twenty thousand dollars, shall be delivered as aforesaid:
_provided_, that when the rails shall have been laid and the road put in
running order, between Greenfield and the east end of the Hoosac Tunnel,
excepting that portion of the road which is to be made from the material
to be furnished by the tunnel itself, another portion of said scrip,
amounting to one hundred thousand dollars, shall be delivered as
aforesaid: and _provided_, _also_, that whenever the aggregate amount of
scrip that shall have been delivered to the treasurer of said company
shall have reached the sum of one million seven hundred thousand
dollars, no further delivery of scrip shall be made until the whole of
the tunnel through the Hoosac Mountain shall have been completed, of
size not less than fourteen feet in width and eighteen feet in height
from the bottom to the top of the excavation, and until the facades of
the said tunnel and such portions as may require arching shall be
finished with good substantial stone or brick masonry, and until the
rails shall have been laid over the whole length of the road, including
the tunnel, and the same constructed in such manner, and the necessary
connections with other roads 80 finished, as will permit the convenient
use of the same in the transportation of passengers and freight between
the cities of Boston and Troy; but when such connections shall have been
made, the tunnel fully completed and the road constructed as herein
before provided, the balance of said scrip, amounting to three hundred
thousand dollars, shall be delivered as aforesaid: and _provided_,
_also_, that until the rails shall have been laid and the road put in
running order between Greenfield and Shelburne Falls, the aggregate
payments under this act shall not exceed one million of dollars: and
_provided_, _also_, that prior to the second delivery of scrip to the
treasurer of the Troy and Greenfield Railroad Corporation, according to
the provisions of this section, evidence shall be furnished,
satisfactory to the governor and council, that a sum equal to thirty per
cent. of the amount of the scrip then applied for, shall have been
actually paid to the treasurer of said corporation, (in cash,) by the
stockholders thereof, in addition to the one hundred and twenty thousand
dollars to be paid prior to the delivery of any scrip, and that on each
application for scrip, in pursuance of the provisions of this section,
and prior to the delivery thereof, satisfactory evidence shall be
furnished to the governor and council that a sum equal to thirty per
cent. of the amount of scrip then' applied for, has been actually paid
to the treasurer of said corporation, until the six hundred thousand
dollars subscribed for shall have been paid by the stockholders; and no
scrip shall be delivered until satisfactory evidence of such payment is,
from time to time, furnished to the governor and council; and provided,
also, no scrip shall be delivered to the treasurer of said corporation
until satisfactory evidence shall be furnished to the governor and
council, that said corporation have expended in a reasonable manner, in
excavating and completing said tunnel, and in grading, constructing and
completing the line of road, a sum at least equal to the amount of all
the preceding issues of scrip.

SECT. 2. The preceding section of this act shall not be so constructed
as necessarily to delay the opening of the road between Greenfield and
Shelburne Falls, until after the completion of six thousand feet of
tunnel; but whenever any portion of not less than three miles of said
road shall have been graded between Greenfield and Shelburne Falls, as
herein before provided, a portion of scrip, amounting to fifty thousand
dollars, shall be delivered to the treasurer of the said company; and in
case such payments shall have been previously made upon the road, the
payments upon the completion of the third, fourth, fifth and sixth
thousand feet of tunnel shall be reduced to thirty thousand dollars for
each thousand feet of heading, and twenty thousand dollars for each
thousand feet of tunnel of the required dimensions; but no portion of
said scrip shall be delivered for any portion of said heading or tunnel,
until the corresponding portion of the road shall have been graded as is
herein before provided.

SECT. 3. Whenever the treasurer of said company shall receive any of
said scrip, he shall offer the scrip, 80 received, to the treasurer of
the Commonwealth for sale; and if the treasurer of the Commonwealth
shall so require, being thereunto authorized by law, the treasurer of
said company shall sell and dispose of the same to the treasurer of the
Commonwealth, at the fair market value thereof, to be determined by the
governor and council. If the treasurer of the Commonwealth shall decide
to buy as aforesaid, then the treasurer of the company shall forthwith
pay, to the commissioners of the sinking fund, ten per cent. on the
amount of the scrip so taken, as a sinking fund. If the treasurer of the
Commonwealth shall decide not to buy, as aforesaid, then the treasurer
of the company, within three months after the receipt of any of said
scrip, shall pay to the commissioners of the sinking fund, ten per cent.
on the amount of the scrip so received, as a sinking fund. After the
whole of said road is open for use, twenty-five thousand dollars
annually, shall be set apart from the income of said road, and paid to
said commissioners; and the whole thereof shall be added to said sinking
fund, and shall be managed; invested and appropriated, as is or shall be
provided by law in relation thereto.

SECT. 4. The preceding sections shall be in lieu of and be substituted
for sections two and three of chapter two hundred and twenty-six of the
acts of the year one thousand eight hundred and fifty-four, and the
second section of said act is hereby repealed.

SECT. 5. The time for completing the Troy and Greenfield Railroad and
Hoosac Tunnel, is hereby extended until December thirty-first, in the
year one thousand eight hundred and sixty-five.

SECT. 6. Subscriptions, the instalments upon which are payable in cash,
or in the scrip of the towns authorized to subscribe to the stock of the
Troy and Greenfield Railroad Company, under the provisions of chapter
three hundred and ninety-four of the acts of the year one thousand eight
hundred and fifty-five, shall be considered as unconditional
subscriptions, in compliance with the requirements of this act; and
payment in the bonds of said towns shall be considered as cash.

SECT. 7. This act shall take effect, whenever said company shall file,
in the office of the secretary of state, a certified copy of any vote or
votes accepting the same, which may be passed at any regular meeting of
the stockholders of said company, or at any meeting specially called for
that purpose.

_Approved March 26, 1859._


[1860.--Chapter 202.]

AN ACT in addition to an Act authorizing a loan of the State Credit to
enable the Troy and Greenfield Railroad Company to construct the Hoosac
Tunnel.

_Be it enacted, &c., as follows:_

SECT. 1. The Troy and Greenfield Railroad Company shall forthwith make
and file in the proper offices a location of their entire road and
tunnel, which location shall be made on that side or sides of the
Deerfield River which will afford the most direct and eligible route
between the village of Shelburne Falls and a suitable terminus in the
town of Deerfield or Greenfield, to be determined by the state engineer
appointed as hereinafter provided.

The grades of any part of the road hereafter to be constructed shall not
exceed forty feet to the mile ascending eastward, and fifty feet to the
mile ascending westward; and the limits of grade and curvature of said
road, included within said location; and not graded, shall be such that
the maximum resistance to the passage of trains, in either direction,
shall not exceed the maximum resistance in the same direction on the
Fitchburg and Vermont and Massachusetts Railroads; and before any
location made by the chief engineer of the Troy and Greenfield Railroad
Company shall be filed, a copy of the alignment and a table of grades,
verified by the oath of said engineer, shall be submitted to a state
engineer appointed as hereinafter provided, who shall certify that the
limits of grade and curvature herein before prescribed have not been
exceeded, and the said table of grades so certified shall be filed with
the location.

SECT. 2. No further deliveries of scrip shall be made to said company
upon the conditions authorized in former acts, but the undelivered
portions of the loan of two millions of dollars authorized by chapter
two hundred and twenty-six of the acts of eighteen hundred and
fifty-four, amounting to one million seven hundred and seventy thousand
dollars, shall be divided and apportioned between the railroad and
tunnel, and for the construction of each, respectively; six hundred and
fifty thousand dollars for the completion of the unfinished portion of
railroad extending from the eastern terminus of said road near
Greenfield to within half a mile of the eastern-end of Hoosac Tunnel,
and one million one hundred and twenty thousand dollars for the
completion of the tunnel, which shall be delivered upon the conditions
and in the manner hereinafter declared, subject however to the
provisions of the third section of chapter one hundred and seventeen of
the acts of eighteen hundred and fifty-nine.

No delivery of any portion of said scrip shall be made until said
company shall, at a special meeting duly authorized for the purpose,
have assented to the provisions of this act, nor until said company
shall have duly made and located their line of road as aforesaid, and
shall have executed to the Commonwealth such further bond and mortgage,
or other assurances of title on their franchise, railroad, or other
property, as the attorney-general shall prescribe, for the further
security of the Commonwealth; and said bond and mortgage, and other
assurances, and all bonds, mortgages, or other assurances heretofore
made to the Commonwealth by said company, shall have priority to and be
preferred before any and all attachments or levies on execution
heretofore or hereafter made.

SECT. 3. The governor and council shall annually appoint a state
engineer for the purpose of examining and determining monthly the amount
and value of the work done, and materials delivered on the railroad and
tunnel of the Troy and Greenfield Railroad Company, who shall receive an
annual salary of one thousand dollars, payable quarterly. The state
engineer shall forthwith fix permanent marks in each end of the Hoosac
Tunnel, marking the progress of the work up to February twenty-fourth,
eighteen hundred and sixty, from which to determine the progress
subsequently made. He shall also determine by suitable notes, marks, or
observations, the amount and value of all grading, bridging, masonry, or
other work done, or iron, or other materials delivered on the road east
of the Hoosac Tunnel prior to December twenty-second, eighteen hundred
and fifty-nine, and fix data from which to determine the value of any
work, or materials delivered subsequent to the date last named. He shall
monthly, immediately after the first day of each month, estimate the
proportion which the work done upon the road, since the preceding
estimate, bears to the whole of the work required to be done in the
graduation, masonry, bridging, and superstructure of said railroad east
of the Hoosac Tunnel, and also the work done in the excavation of said
tunnel, which he shall certify separately to the governor, together with
the amount of state scrip to which the company is entitled under the
provisions of this act. Such monthly estimates shall be based upon a
width of road-bed at grade of fifteen feet, on embankments, seventeen
and a half feet in side-cuts, and twenty feet in thorough-cuts; in the
heading of the tunnel, upon dimensions fourteen feet wide and six feet
high in the middle, and in the finished excavation of the tunnel of
fourteen feet wide and eighteen feet high in the middle.

The deliveries of scrip shall be at the rate of fifty dollars for each
lineal foot of tunnel, divided between heading and full sized tunnel, in
the proportion' of thirty dollars for each lineal foot of heading and
twenty dollars per lineal foot for the remaining excavation; and of six
hundred and fifty thousand dollars for the whole of the graduation,
masonry, bridging and superstructure of the unfinished portion of the
road east of the tunnel.

The scrip shall be delivered on the road in the proportion which the
value of the work done and the materials delivered each month bears to
the estimated cost of the whole work and materials required on the
portion of road aforesaid.

No expenditures shall be required merely for the purposes of ornament,
but the work shall be substantially performed, and the rails shall weigh
not less than fifty-six pounds to the lineal yard; for any defective
materials or work, a proportionate amount of scrip shall be withheld.

The governor and council shall have a general supervision of the work,
and for that purpose shall visit and inspect the same at least once in
each year, and as much oftener as they may deem expedient; and they
shall have power to correct abuses, remedy defects, and enforce
requirements, by withholding scrip or imposing new requirements in such
manner as the interest of the Commonwealth shall in their judgment
require.

If the governor, upon the receipt of the monthly estimates and
certificates of the state engineer, shall approve thereof, he shall
transmit the same and his approval thereon to the state treasurer, and
the state treasurer shall thereupon deliver the amount of scrip so
certified for, to the treasurer of the Troy and Greenfield Railroad
Company, or to his order, subject to the provisions hereafter mentioned.
If he shall not approve thereof he shall submit the same to the council,
and their approval transmitted to the state treasurer as aforesaid shall
authorize such delivery.

SECT. 4. The company shall at least thirty days before any interest on
any state scrip delivered to said company becomes payable, transmit the
amount thereof, with costs of exchange, to the treasurer of the state,
and he shall in all cases and at the charge of said company, pay at
maturity all interest and costs of exchange which become payable on said
scrip where the same is payable; and if said interest and exchange and
all interest and costs thereon, or any payments required to be made into
the sinking fund, or interest thereon, or any part thereof, remain
unpaid when said company becomes entitled to the next delivery of state
scrip, then the state treasurer shall deduct the amount so remaining
unpaid, with all costs and interest thereon, from the amount of scrip
then deliverable.

SECT. 5. The Troy and Greenfield Railroad Company may construct their
railroad across the public highways at grade, in cases where the county
commissioners of the county do not determine such manner of crossing to
be detrimental to the public safety and convenience; but whenever they
do so determine, said company shall construct the same in such manner as
the county commissioners direct.

SECT. 6. The legislature shall immediately after the passage of this
act, elect two directors of the Troy and Greenfield Railroad Company, to
hold their office for one year, or until others are elected by the
legislature; and any city, town or corporation that may subscribe not
less than one hundred thousand dollars, shall have the right to elect
annually one director; and any city that may subscribe not less than
five hundred thousand dollars, shall have the right to elect annually by
their council two directors in said company, which election may be held
at any time after such subscription is made.

SECT. 7. The capital stock of the Troy and Greenfield Railroad Company
shall consist of twenty-five thousand shares of the par value of one
hundred dollars each, in which shall be included all shares heretofore
issued or subscribed for, conditionally or unconditionally, or payable
in work, an accurate account of which shall be made by the company, and
recorded in the records of the directors. And the residue of said
shares, and all shares which may revert to said company, shall be
hereafter issued only at par value, and for cash, or town or city scrip,
or for the bonds of the company.

SECT. 8. The Troy and Greenfield Railroad Company is hereby authorized
and required to purchase the entire road, franchise, stock, bonds, and
other property of the Southern Vermont Railroad Company, together with
the income, benefits and reversion of its lease to the Troy and Boston
Railroad Company, and subject to its provisions, for the sum of two
hundred thousand dollars; and for the purpose of enabling them to make
such purchase, and transfer the same to the Commonwealth as additional
security to the Commonwealth for its whole loan, a further issue and
loan of state Scrip in federal currency; of the description specified in
chapter two hundred and twenty-six, of the acts of the year eighteen
hundred and fifty-four, is hereby authorized to be made, to the amount
of two hundred thousand dollars, deliverable as follows, namely:

Whenever all the capital stock of the Southern Vermont Railroad,
excepting not exceeding twenty shares, of one hundred dollars each, and
one hundred thousand dollars of its mortgage bonds, with coupons
attached, the whole amount being one hundred and fifty thousand dollars,
payable in twenty years from the date of issue, with six per cent.
interest, payable semi-annually at the Bank of Commerce, in the city of
New York, and the aforesaid lease of said company to the Troy and Boston
Railroad Company, together with the rent reserved therein of twelve
thousand dollars per annum, payable semi-annually, shall have been
transferred to the treasurer of the Commonwealth, for the future
security of the Commonwealth for its whole loan of credit to the Troy
and Greenfield Railroad Company, in such manner as the attorney-general
shall prescribe, and to the satisfaction of the governor and council,
the state treasurer shall deliver one hundred and twenty-five thousand
dollars of said scrip to the treasurer of the Troy and Greenfield
Railroad Company; and when the remaining portion of said bonds, with the
coupons attached, shall be in like manner delivered to the state
treasurer, he shall deliver to the treasurer of the Troy and Greenfield
Railroad Company the balance of said scrip, amounting to seventy-five
thousand dollars: _provided_, that if any holders of said bonds, not
exceeding ten thousand dollars in all, shall refuse to surrender the
same at par, the Troy and Greenfield Railroad Company shall not be
required to purchase the same, but the state treasurer shall withhold an
equal amount of state scrip at par in lieu thereof.

The semi-annual payments of the coupons, with the balance of the income
from the lease of the Southern Vermont Railroad, shall be collected by
or paid to the state treasurer, who shall therefrom pay the interest on
the two hundred thousand dollars of five per cent. scrip herein
authorized to be issued, and shall pay the balance to the commissioners
of the sinking fund of the Troy and Greenfield Railroad loan, to be by
them from time to time invested as is now by law required.

The Troy and Greenfield Railroad Company shall, as soon as may be after
the passage of this act, procure from the legislature of the slate of
Vermont the requisite authority for purchasing, holding and mortgaging
to the Commonwealth the franchise, railroad and property of the Southern
Vermont Railroad Company, according to the provisions of this act; and
in case such authority shall not be granted, and any want of security by
reason thereof accrue to the Commonwealth, the governor and council
shall withhold from the Troy and Greenfield Railroad Company portions of
scrip constituting the last deliveries to be made on the completion of
the tunnel, to such amount, not exceeding two hundred thousand dollars,
as may be required for further security.

SECT. 9. All acts and parts of acts inconsistent herewith, are hereby
repealed: _provided_, _however_, that such repeal shall not, and nothing
contained in this act shall, have effect or be construed in anyway to
release or impair any security which the Commonwealth now has or may
hereafter have by force of the bond and mortgage now held by the
Commonwealth on the franchise, railroad and property of the Troy and
Greenfield Railroad Company.

_Approved April 4, 1860._


[1862.--Chapter 156.]

AN ACT providing for the more speedy completion of the Troy and
Greenfield Railroad and Hoosac Tunnel.

_Be it enacted, &c., as follows:_

SECT. 1. The governor, with the advice of the council, is hereby
authorized and directed to appoint three able, impartial and skilful
commissioners to investigate the subject of finishing the Troy and
Greenfield Railroad, and of tunneling the Hoosac Mountain, whose duty it
shall be to report to the governor and council what, in their judgment,
will be the most economical, practical and advantageous method of
completing said road and tunnel, the estimated cost of fitting the same
for use, the time within which the tunnel can be completed, and what
contracts can be effected, and with what parties, for completing said
tunnel and road, and the probable cost of the same, the probable
pecuniary value of the road and tunnel when completed, the sources and
amount of traffic and income, and all other facts in their opinion
useful to assist the governor and council in determining the best method
of securing a continuous railroad communication between Troy and
Greenfield.

SECT. 2. The Troy and Greenfield Railroad Company is hereby authorized
to surrender to the slate, the property now mortgaged; but the right of
redemption shall not be barred until ten years have elapsed after said
road and tunnel are completed and the same open for use. The said
commissioners shall immediately, in the name of the Commonwealth, take
complete possession under the mortgages to the Commonwealth, given by
the Troy and Greenfield Railroad Company, of all property, rights and
interests intended to be conveyed by said mortgages, or either of them,
and then shall, without unnecessary delay, cause the said railroad to be
completed and put into running order, and supplied with suitable depots,
turn-tables and other usual and necessary appliances for the reception
of freight and passenger cars, from the eastern terminus of the Troy and
Greenfield Railroad to the Hoosac Tunnel.

SECT. 3. Said commissioners shall audit and allow all just claims for
labor, service, materials, land-damages incurred after April sixth,
eighteen hundred and sixty, and before July twelfth, eighteen hundred
and sixty-one, in carrying on the work of constructing the Troy and
Greenfield Railroad and Hoosac Tunnel, and may procure the release of
all attachments and discharge all liens on said materials. The accounts
thus audited shall be transmitted to the governor, and, if approved by
the governor and council, the governor is hereby directed to draw his
warrant upon the treasurer in favor of the claimants, for the amounts
thus allowed, to an amount not exceeding one hundred and seventy-five
thousand dollars.

SECT. 4. Said commissioners are hereby authorized, with consent of the
governor and council, to use or run that portion of said road east of
the Hoosac Mountain, or lease the same to the "Vermont and
Massachusetts," the "Fitchburg," the "Troy and Boston Railroad Company,"
or either of them, until the completion of the said tunnel.

SECT. 5. Said commissioners shall have authority, with the approval of
the governor and council, to continue the work on the Hoosac Tunnel, and
by contract or otherwise, to expedite the completion of said tunnel.

SECT. 6. All the net earnings and income derived from said railroad,
including the tunnel, shall be held by the Commonwealth in trust: first,
for the payment and reimbursement of the interest on all loans,
advancements and disbursements of the Commonwealth, on account of said
railroad or tunnel: second, for the payment and reimbursement to all
parties having a legal right thereto.

SECT. 7. The governor is hereby authorized to draw his warrant on the
treasurer of the Commonwealth, for such sums as may be required from
time to time by the commissioners for the purpose of carrying out the
provisions of this act, and the amount of the same is hereby
appropriated therefore; and the treasurer of the Commonwealth is hereby
authorized to issue scrip, or certificates of debts, in the name and in
behalf of the Commonwealth, to an extent sufficient to secure the
required funds, which scrip shall bear such rate of interest, as is
allowed at the time on state scrip issued for other purposes, and shall
be redeemable at the end of thirty years from the date thereof; and he
shall sell or otherwise use the same at his discretion, to procure the
sum necessary to meet the payments in this act provided: provided, that
all expenditures and advances made under and by virtue of this act,
shall be on account, and form part of the two millions of dollars,
authorized to be loaned in state scrip to the Troy and Greenfield
Railroad Company by chapter two hundred and twenty-six of the acts of
eighteen hundred and fifty-four; and said expenditures and advances,
together with all sums hitherto advanced to said company, excepting the
sums advanced on account of the "Southern Vermont Railroad," shall not
exceed in amount the said two millions of dollars. Such changes may be
made in the location and grades of the road, as may be necessary to
improve the same; and no lease shall be made of the portion of the road
east of the tunnel for a term exceeding six years; nor shall such
portion be constructed without the approval of the governor and council.

SECT. 8. All acts and parts of acts inconsistent herewith, are hereby
repealed.

SECT. 9. This act shall take effect upon its passage.

_Approved April 28, 1862._


[1863.--Chapter 214.]

AN ACT in addition to "an Act providing for the more speedy completion
of the Troy and Greenfield Railroad and Hoosac Tunnel."

_Be it enacted, &c., as follows:_

SECT. 1. The commissioners appointed under the one hundred and
fifty-sixth chapter of the acts of eighteen hundred and sixty-two, are
hereby authorized, subject to the advice and approval of the governor
and council, to construct, complete and equip the Troy and Greenfield
Railroad and Hoosac Tunnel; and to make such alterations in the line of
said road as may be deemed necessary to render it suitable and proper
for part of a thorough line from Troy to Boston; also such alterations
in the location and dimensions of said tunnel as will render it suitable
and proper for use, in accordance with the spirit and intent of the two
hundred and twenty-sixth chapter of the acts of eighteen hundred and
fifty-four.

SECT. 2. The governor is hereby authorized to draw his warrant on the
treasurer of the Commonwealth for such sums as may be required from time
to time by said commissioners for the purpose of carrying out the
provisions of this act, and the act or acts to which this is in
addition; and there is accordingly hereby appropriated for the purpose
of constructing and completing said tunnel and railroad and equipping
the the same, and paying interest upon such scrip, as has been or may
be issued during the progress of the work, the unexpended balance of
the two millions of dollars authorized by chapter two hundred and
twenty-six of the acts of the year eighteen hundred and fifty-four, and
referred to in chapter one hundred and fifty-six of the acts of the year
eighteen hundred and sixty-two. And the treasurer of the Commonwealth is
hereby authorized, upon the warrant of the governor drawn as aforesaid,
to issue scrip or certificates of debt to the amount of said
appropriation, which shall be expressed in such currency and shall bear
such rate of interest as the governor and council may direct, and shall
be redeemable at the end of thirty years from the date thereof: and said
treasurer shall sell or otherwise dispose of the same as he may deem
proper, subject to the approval of the governor and council.

SECT. 3. Said commissioners', and their successors in office, shall be
removable by the governor, with the advice of the council, and in case
of any vacancy occasioned by death; resignation or removal, such vacancy
shall be filled by appointment of the governor, with the advice of the
council; and said commissioners shall, once in three months, and oftener
if required, present to the governor and council an account of all
contracts entered into by them as such commissioners, and of all
payments and charges by them made, by virtue of their commission, with
their vouchers therefore, which vouchers and accounts shall be examined,
and if found correct, and in good faith, shall be allowed by the
governor and council; but no lease of any part of said railroad, nor any
contract amounting to more than ten thousand dollars shall be made by
said commissioners without the of the governor and council.

SECT. 4. Said commissioners in altering the location of the line of said
road shall have the same power as railroad corporations have in making
locations under existing laws, and may take, by purchase or otherwise,
such lands, or easements therein, as may be needed for any purposes
connected with the construction of said tunnel, and all titles or
easements so taken shall vest in the Commonwealth; and all parties
aggrieved by any action of said commissioners, under this section, may
have their damages assessed in the manner provided by law for the
assessment of damages against railroad corporations; and all damages so
assessed shall be paid from the treasury of the Commonwealth to the
party entitled thereto, upon the warrant of the governor, drawn pursuant
to the provisions of this act.

SECT. 5. Said commissioners, subject to the approval of the governor and
council, shall have the power to use a part of the money appropriated by
this act, not exceeding fifty thousand dollars, to extinguish any liens
or claims, or rights of redemption which any person or corporation may
have, in order to perfect the title of the Commonwealth to said railroad
and tunnel.

SECT. 6. The contract executed by the Troy and Boston Railroad Company,
on the eighteenth day of February, eighteen hundred and sixty-three, by
the Vermont and Massachusetts Railroad Company on the twentieth day of
said February, and by the Fitchburg Railroad Company on the twenty-third
day of said month, printed on pages eighty-eight to ninety-four,
inclusive, of the report of said commissioners made on the twenty-eighth
day of February, aforesaid, and referred to in the message of the
governor, dated the twelfth day of March, in the year eighteen hundred
and sixty-three, is hereby approved, ratified and confirmed.

SECT. 7. The compensation or said commissioners shall be fixed by the
governor, with the advice of the council; but the compensation of the
chairman of said commissioners shall in no event exceed the sum of five
thousand dollars per annum, nor shall the entire compensation of all of
said commissioners exceed the sum of seven thousand dollars per annum.

_Approved April 29, 1868._





[C.]


    _Statement of J. W. Brooks, Esq., Chairman of the Commissioners,
       made to the Committee during the session of the Legislature,
       1866._

The first Act for loaning the credit of the State to the Troy and
Greenfield Railroad Company, dated April 5, 1854, provides, besides
other conditions, that when seven miles of the road in one or two
sections is completed, and 1,000 feet of the tunnel, in one or more
sections, sufficient for one or more tracks is completed, then $100,000
of scrip shall be delivered to the company.

The size of the tunnel required by this Act is not definitely stated,
nor what proportion of the $100,000 of scrip is loaned on account of the
tunnel.

The Act of April 4, 1860, defines the size the tunnel to be 14 feet wide
and 18 feet high. If this means excavation and not completed tunnel,
then the room required for the ballast and drainage would reduce the
height to about 16 feet above the rails; a size absurdly small enough to
be regarded as certainly not above the minimum intended by the Act. The
same Act provides that $30 per foot shall be allowed on account of
heading, and $20 on account of the enlargement, making $50 per foot for
the completed tunnel; $50,000 of the first advance may therefore be
considered as on account of the first 1,000 feet of completed tunnel,
and the remainder, say $50,000, on account of the road which had been
then completed west of the tunnel.

The second delivery of scrip was on account of the tunnel, and under the
provisions of the' Act of 1859, which provides that $50,000 may be
advanced upon the completion of 1,000 feet of heading. The heading was
done and $49,777.78 delivered October 4, 1859.

The third delivery of scrip was under the provisions of the same Act,
and was on account of grading three miles of road, in detached pieces,
near Greenfield. For this, $50,222.22 was delivered January 3, 1860.

The fourth delivery was under the same Act, and for completing the
second 1,000 feet of tunnel, for which $30,222.22, was delivered March
1, 1860.

An Act changing the terms of the loan was passed April 4, 1860. Section
2 divides the scrip remaining undelivered, as follows: "No further
deliveries of scrip shall be made to said company upon the conditions
authorized in former Acts, but the undelivered portions of the loan of
two millions of dollars authorized by chapter two hundred and twenty-six
of the Acts of eighteen hundred and fifty-four, amounting to one
million seven hundred and seventy thousand dollars, shall be divided and
apportioned between the railroad and tunnel, and for the construction of
each, respectively: 'six hundred and fifty thousand dollars for the
completion of the unfinished portion of railroad extending from the
eastern terminus of said road near Greenfield, to within half a mile of
the eastern end of Hoosac Tunnel."

Section 3 contains the following provisions: "The governor and council
shall annually appoint a state engineer for the purpose of examining and
determining monthly the amount and value of the work done, and materials
delivered on the railroad and tunnel of the Troy and Greenfield Railroad
Company, who shall receive an annual salary of one thousand dollars,
payable quarterly. The state engineer shall forthwith fix permanent
marks in each end of the Hoosac Tunnel, marking the progress of the work
up to February twenty-fourth, eighteen hundred and sixty, from which to
determine the progress subsequently made. He shall also determine by
suitable notes, marks or observations, the amount and value of all
grading, bridging, masonry, or other work done, or iron, or other
materials delivered on the road east of the Hoosac Tunnel, prior to
December twenty-second, eighteen hundred and fifty-nine, and fix data
from which to determine the value of any work, or materials delivered
subsequent to the date last named. He shall monthly, immediately after
the first day of each month, estimate the proportion which' the work
done upon the road, since the preceding estimate, bears to the whole of
the work required to be done in the graduation, masonry, bridging, and
superstructure of said railroad east of the Hoosac Tunnel; and also the
work done in the excavation of said tunnel, which he shall certify
separately to the governor, together with the amount of state scrip to
which the company is entitled under the provisions of this Act. Such
monthly estimates shall be based upon a width of road-bed at grade of
fifteen feet, on embankments, seventeen and a half feet in side cuts,
and twenty feet in through cuts; in the heading of the tunnel upon
dimensions fourteen feet wide and six feet high in the middle, and in
the finished excavation of the tunnel of fourteen feet wide and eighteen
feet high in the middle.

"The deliveries of scrip shall be at the rate of fifty dollars for each
lineal foot of tunnel, divided between heading and full-sized tunnel, in
the proportion of thirty dollars for each lineal foot of heading and
twenty dollars per lineal foot for the remaining excavation; and of six
hundred and fifty thousand dollars for the whole of the graduation,
masonry, bridging, and superstructure of the unfinished portion of the
road east of the tunnel.

"The Scrip shall be delivered on the road in the proportion which the
value of the work done and the materials delivered each month bears to
the estimated cost of the whole work and materials required on the
portion of road aforesaid.

"No expenditures shall be required merely for the purposes of ornament,
but the work shall be substantially performed, and the rails shall weigh
not less than fifty-six pounds to the lineal yard; for any defective
materials or work, a proportionate amount of scrip shall be withheld.

"The governor and council shall have a general supervision of the work,
and for that purpose shall visit and inspect the same at least once in
each year, and as much oftener as they may deem expedient; and they
shall have power to correct abuses, remedy defects, and enforce
requirements, by withholding scrip or imposing new requirements in such
manner as the interest of the Commonwealth shall in their judgment
require."

Under the provisions of this Act scrip to the amount of $455,034.70 has
been delivered on account of the railroad and $40,131.95 on account of
the tunnel.

State scrip was delivered in sterling up to and including the delivery
of March 7, 1861, and afterwards in dollar bonds. In this statement the
sterling is changed into dollars, to show it all in one currency, and
the pound sterling is reckoned, as by the State treasurer when the
deliveries were made, at $4.44-44/100.

The certificates for amounts due on account of the railroad or tunnel
were for irregular sums, and the scrip delivered was in round amounts;
the fractional difference sometimes in excess and sometimes below the
amount of the certificates is divided between the tunnel and railroad in
proportion to the amount due on account of each.

Stated and divided as above, the scrip which has been delivered on
account of the railroad and tunnel, is as follows:--

  =========================================================================
                    |            |  On account | On account of|
      Date.         | On account | of road west| road of east |   Total.
                    | of Tunnel. |   of Tunnel.|   of Tunnel. |
  ------------------+------------+-------------+--------------+------------
  1858, October, 6, | $50,000 00 |  $50,000 00 |       -      | $100,000 00
  1859, October 4,  |  49,777 78 |       -     |       -      |   49,777 78
  1860, January 3,  |      -     |       -     |  $50,222 22  |   50,222 22
  1860, March 1,    |  80,222 22 |       -     |       -      |   80,222 22
  1860, October 8,  |  15,829 79 |       -     |   64,170 21  |   80,000 00
  1860, Dec. 12,    |   5,580 37 |       -     |  112,197 40  |  117,777 77
  1861, January 5,  |   2,781 99 |       -     |   30,601 34  |   38,883 83
  1861, February 18,|   2,545 83 |       -     |   23,281 95  |   25,777 78
  1861, March 7,    |   2,052 82 |       -     |   19,724 95  |   21,777 77
  1861, May 8,      |   5,061 65 |       -     |   80,438 35  |   85,500 00
  1861, June 27,    |   2,831 89 |       -     |   84,668 11  |   37,500 00
  1861, July 12,    |   3,497 61 |       -     |   90,002 39  |   93,500 00
                    +------------+-------------+--------------+------------
                    |$170,131 95 |  $50,000 00 | $505,256 92  | $125,388 87
  =========================================================================

The amount of State scrip which according to statutes, had been earned
by the progress made towards constructing the tunnel before the
surrender of the property to the State, may be stated as follows:--

Strictly considered, no portion of the tunnel at the East End was cut to
the required size of 14 feet wide and 18 feet high, much of it was less
than 12 feet wide, and some of it only about 13 feet high. At the
entrance the excavation was so nearly sufficient that only a small
amount more was required to bring it to full size, and had all the rest
been well done, a not very exacting inspector might have passed 25 feet
of this as completed. The remaining 2,964 feet of penetration at this
end could form no ground whatever for a claim as completed work.

At the West Shaft the heading had been driven in both directions 56-1/2
feet.

At the West End the total penetration had been 543 feet. Of this
distance 26 feet had been arched with stone--40 feet is in rock,
standing without support, and 477 feet is temporarily supported with
timbers. Under the assumption that the 40 feet left unsupported is safe
enough to be left permanently 80, then 66 feet was completed at this
end, giving at all points a total penetration of 3,588-1/2 feet, of
which, 91 feet was completed.

It is clear that the payment of $50,000, under the Act of April 5, 1854,
for 1,000 feet of completed tunnel, was not earned.

Under the Act of 1859, scrip to the amount of $50,000 was to be
delivered upon the completion of 1,000 feet of heading, and though the
prior conditions of this Act had not been complied with, this amount may
fairly be considered as having been earned.

The next payment of $30,222.22 for the completion of the second 1,000
feet of tunnel was clearly not earned.

All subsequent payments were made under the Act of April 4, 1860,
providing for the payment of $30 per foot for heading and $20 per foot
for the enlargement.

The total amount according to the several Acts is as follows:--

    Under the Act of 1859,--
  For 1,000 feet of heading,                                   $50,000 00
    Under Act of 1860,--
  For balance of heading, say 2,588-1/2 feet, at $30 per foot,  77,655 00
  For 91 feet of enlargement, at $20 per foot,                   1,820 00
                                                              -----------
      Total amount earned,                                    $129,475 00

The amount of State scrip which under the statute had been earned by the
progress made in constructing the railroad may now be considered.

The first payment of $50,000 under the Act of 1854, should have been for
seven miles of completed railroad. The certificate of the engineer, upon
which it was paid, gave (see page 82 of House document No. 185 for
1860,) the length of rails laid as upwards of seven miles; nothing in
the certificate showed then any part of it was completed road, and upon
investigation then made it proved that while most of it was done, a part
near the west end of the tunnel "was not ten feet wide," and would cost
several thousand dollars to complete it. It is clear that this payment
had not then been earned in the manner provided by the statute.

The second payment was on account of the road, under the Act of 1859,
for grading three miles of road, "said three miles being all situated
within four miles of the point of commencement;" Page 30 of House
document No. 185 for 1860 says of this grading, "the continuous line is
interrupted by fourteen gaps of cuts and fills;" it is thus made up of
fifteen separate pieces, avoiding all but the cheapest part of the work,
and costing, as the contractor who did the work certifies, between
$8,000 and $9,000. Under, to say the least, a somewhat liberal
construction of the Act, $50,000 was said to have been earned by doing
this grading.

  All further deliveries of scrip have been under the Act of 1860,
  which provides that the $650,000 to be delivered on account of the
  road east of the tunnel shall be in proportion to the progress made
  upon the work. On page 15, (Senate document No. 93 for 1863,) the
  cost of the work done and materials furnished upon the road east of
  the tunnel is stated at                                  $463,047 90

  Deduct amount first expended, as testified by the contractor,
  for which the $50,000 was paid, say                         8,500 00

  Amount expended under the $650,000 appropriation,
  including the cost of worthless bridging and masonry,    $454,547 90

  The cost of completing the grading, bridging, masonry and
  superstructure upon this part of the road, as estimated by
  Mr. Laurie in 1862, was                                  $370,970 80

  Deduct the cost of a small change in the line, and of
  embankment washed away by the Deerfield River,              5,275 00

  Sum required to complete the road upon the old line
  where the work stopped,                                  $365,695 80

  Amount already expended under the $650,000 appropriation, 454,547 90

  Amount expended and to be expended at the then prices,   $820,243 70

  Of which 55 per cent. had been done when the work
  stopped, in July, 1861. 55-416/1000 per cent. therefore of
  the $650,000 had been earned, and this amounts to        $360,204 00

  The total amounts earned and paid compare as follows:
  Amount paid upon the tunnel,                 $170,131 95
  Amount paid upon the road west of the
  tunnel,                                        50,000 00
  Amount paid upon the road east of the tunnel, 505,256 92
                                                ---------- $725,388 87

  Amount earned upon the tunnel,               $129,475 00
  Amount earned upon the road west of tunnel,
   (not fully earned,)                           50,000 00
  Amount earned upon the road east of tunnel,
   (temporary work included,)                   410,204 00
                                                ----------  589,679 00
                                                           -----------
                                                           $135,709 87
  Overpayment in reckoning sterling exchange, say            44,000 00
  Overpayment when the work stopped, in July, 1861,        $179,709 87
                                                           -----------
  Further payments made upon the same work under the
   law of 1862,                                               140,226 95
                                                             -----------
  Total amount paid more than earned,                        $319,936 82

If proper deductions had been made from the amount earned on account of
the unfinished condition of the seven miles west of the tunnel, on which
the first $50,000 was paid, and on account of the worthless masonry and
bridging which have been reckoned in at full cost, the overpayments
would be shown more correctly to exceed in amount the sum of
$350,000.



       *       *       *       *       *




Transcriber's Notes:

All obvious typographical errors were corrected. Tables containing
decimal fractions were standardized to show decimals for all values in
the column. Spelling was standardized to the most prevalent form.
Punctuation was left as printed.

On page 42 the curve value 3-1/2° was changed to 3° 30' to match the
other similar values. The sum of the shares in the table in Appendix A
on pages 50-51 should total 4,610 shares but was printed as 0,000. This
was assumed to be a typographical error.






